Add stages
Resolves:
MODIFY
README.md
README.md
It is expected for the proposed timeline to take roughly 1.5 times longer.
+### 1. Wallet Stage
+
- [ ] **1. Wallet Back End.** *2 weeks. NBitcoin, Bitcoin Core RPC, ASP.NET.* Build back end for the wallet based on [the specification](https://github.com/nopara73/MagicalCryptoWallet/blob/master/MagicalCryptoWallet.Backend/README.md).
- [x] **2. Small Tor Library.** *1 week. Tor, .NET Core, cross platform.* Build a small Tor library based on DotNetTor, that removes features those are unrelated to the wallet and makes the rest more stable.
- [ ] **3. Key Manager.** *1 week. NBitcoin.* Build a new, high performance key manager with accounts, labelling, etc...
@@ -23,6 +25,8 @@ It is expected for the proposed timeline to take roughly 1.5 times longer.
Depends on:
- [ ] ALL previous items
+### 2. Privacy Stage
+
- [ ] **5. ZeroLink v2 Revision.** *1 month. Bitcoin privacy, cryptography.* Revise ZeroLink, based on technological advancements.
- [ ] **6. ZeroLink Coordinator.** *2 weeks. NBitcoin, Bitcoin Core RPC.* Revise the ZeroLink Coordinator code based on ZeroLink v2 Revision.
@@ -35,11 +39,15 @@ It is expected for the proposed timeline to take roughly 1.5 times longer.
- [ ] ZeroLink v2 Revision
- [ ] ZeroLink Coordinator
+### 3. User Experience Stage
+
- [ ] **8. GUI.** *1 month. Electron, front end, Bitcoin.* Redesign the user experience and build it.
Depends on:
- [ ] ALL previous items
+### 4. Deployment Stage
+
- [ ] **9. Documentation.** *1 week. Bitcoin.* Create documentation.
Depends on:

Add stages

Resolves: https://github.com/nopara73/MagicalCryptoWallet/issues/1