Resource allocation or resource management is the scheduling of activities and the resources required by those activities while taking into consideration both the resource availability and the project time. Objectives and skills for the resource allocation portion of Project+ PK0-003 certification include: Identify roles and resource requirements based on WBS and resource availability Identify existing resource availability Identify training needs / outsourcing requirements Assign resources to scheduled tasks Coordinate human resources to maximize performance Assemble and develop project team, build team cohesiveness, perform individual performance appraisals Identify common causes of conflict: Competing resource demands Expert judgment Varying work styles Detect conflict and apply conflict resolution techniques: Smoothing Forcing Compromise Confronting Avoiding Negotiating Given a scenario, execute appropriate resource leveling techniques Fast tracking Crashing Delaying Optimizing Use of tools as necessary Objectives and skills for the resource allocation portion of Project+ PK0-004 certification include: Explain the importance of human resource, physical resource, and personnel management. Resource management concepts Shared resources Dedicated resources Resource allocation Resource shortage Resource overallocation Low quality resources Benched resources Interproject dependencies Interproject resource contention Personnel management Team building Trust building Team selection Skill sets Remote vs. in-house Personnel removal/replacement Communication issues Conflict resolution Smoothing Forcing Compromising Confronting Avoiding Negotiating Wikipedia: Resource allocation Wikipedia: Professional development Wikipedia: Outsourcing Wikipedia: Human resources Wikipedia: Project team Conflict Resolution in Project Management Wikipedia: Resource leveling Youtube: Conflict resolution techniques Youtube: Schedule, planning, archiving Youtube: How to manage resources Youtube: How to manage team performance Youtube: Creating high performance project teams Youtube: How to run team meetings Youtube: Managing a High Risk Project Youtube: Managing Project Resources Youtube: Resource leveling and Resource Smoothing Youtube: Microsoft Project 2013 Tutorial – Resource Basics Watch this tutorial and use Microsoft Project or another project management software to practice allocating resources to tasks. Resources can often become overallocated in Microsoft Project. Watch this tutorial video to learn how to manage resource over-allocations in your project. Review this web page to learn how limited resource allocation works in projects where there are insufficient resources. In your project management software, create a scenario in which resources are limited, and use the critical path method to assign resources to tasks. Watch this tutorial to have an understanding about resource leveling and allocate resources to your project to apply resource leveling techniques. Please review Conflict Resolution in Project Management and review the following scenarios of conflicts and try to resolve them. Resource allocation or resource management is the scheduling of activities and the resources required by those activities while taking into consideration both the resource availability and the project time. In project management, Resource Breakdown Structure (RBS) is a hierarchical list of resources related by function and resource type that is used to facilitate planning and controlling of project work. The Resource Breakdown Structure includes, at a minimum, the personnel resources needed for successful completion of a project, and preferably contains all resources on which project funds will be spent, including personnel, tools, machinery, materials, equipment and fees and licenses. In project management terminology, resources are required to carry out the project tasks. They can be people, equipment, facilities, funding, or anything else capable of definition (usually other than labor) required for the completion of a project activity. When using shared resources, the project manager will need to negotiate with department managers or other managers for resource availability. When using dedicated resources, the project manager has full access to the resource for the project. Interproject dependencies occur when one project must wait for another project to complete results that are needed by the first project. Outsourcing is an agreement in which one company contracts its own internal activity to different company. Human resources are the people who make up the workforce of an organization, business sector, or economy. A project team is a team whose members usually belong to different groups, functions and are assigned to activities for the same project. A team can be divided into sub-teams according to need. Usually project teams are only used for a defined period of time. They are disbanded after the project is deemed complete. Team building is a never-ending process. Even after a team matures, team building efforts should be regularly renewed or continued. The project manager should work with team members to ensure that the team moves through the following team building stages in the Tuckman Ladder. Tuckman's stages of group development are as follows: Forming – The team meets and learns about the opportunities and challenges, and then agrees on goals and begins to tackle the tasks. Storming – the second stage of team development where the group starts to sort itself out and gain each other’s trust. This stage often starts when they voice their opinions and as a result of this a conflict may arise between team members as power and status are assigned. Norming – This happens when the team is aware of competition and they share a common goal. In this stage, all team members take the responsibility and have the ambition to work for the success of the team's goals. Performing – a team-building stage where the team is motivated and knowledgeable. The team members are now competent, autonomous and able to handle the decision-making process without supervision. Adjourning – a team-building stage that involves completing the task and breaking up the team. Compromising is also described as a "give and take" style. Conflicting parties bargain to reach a mutually acceptable solution. Both parties give up something in order to reach a decision and leave with some degree of satisfaction. It is important for a project manager to understand the dynamics of conflict before being able to resolve it. The internal characteristics of conflict include perception of the goal, perception of the other, view of the other's actions, definition of problem, communication, and internal group dynamics. Smoothing is also referred to as accommodating or obliging style. In this approach, the areas of agreement are emphasized and the areas of disagreement are downplayed. Conflicts are not always resolved in the smoothing mode. A party may sacrifice it's own concerns or goals in order to satisfy the concerns or goals of the other party. Forcing is also known as competing, controlling, or dominating style. Forcing occurs when one party goes all out to win it's position while ignoring the needs and concerns of the other party. As the intesity of a conflict increases, the tendency for a forced conflict is more likely. This results in a win-lose situation where one party wins at the expense of the other party. Avoiding is also described as withdrawal style. This approach is viewed as postponing an issue for later or withdrawing from the situation altogether. It is regarded as a temporary solution because the problem and conflict continue to reoccur over and over again. The goal is to achieve 100% utilization but that is very unlikely, when weighted by important metrics and subject to constraints, for example: meeting a minimum service level, but otherwise minimizing cost. Resource management is a key element to activity resource estimating and project human resource management. Both are essential components of a comprehensive project management plan to execute and monitor a project successfully. Resource leveling is defined by A Guide to the Project Management Body of Knowledge (PMBOK Guide) as "A technique in which start and finish dates are adjusted based on resource constraints with the goal of balancing demand for resources with the available supply." Fast tracking means that you look at activities that are normally done in sequence and assign them instead partially in parallel. "Crashing" the schedule means to throw additional resources to the critical path without necessarily getting the highest level of efficiency. adjourning a team-building stage that involves completing the task and breaking up the team. avoiding The process of postponing an issue for later or withdrawing from the situation altogether. benched resource Available resource for a project but not being utilized. collaborating The process of two or more people or organizations working together to realize or achieve something successfully. compromise The deal between different parties where each party gives up part of their demand. confrontation The process of conflicting parties meeting face-to-face and collaborating to reach an agreement that satisfies the concerns of both parties. dedicated resource A resource allocated to a single project. deputy project manager Second in charge of a project under the project manager fast tracking The Technique that is often implemented in crisis and/or crunch times so to speak as it involves in taking a specific schedule activity and/or work breakdown event that has been previously scheduled and/or is underway and expediting it in some way or another. forcing The process of one party going all out to win it's position while ignoring the needs and concerns of the other party. forming A team-building stage where the team meets and learns about the opportunities and challenges, and then agrees on goals and begins to tackle the tasks. human resources (HR) frame The integration of human needs and organizational requirements. intrinsic motivation The motivation to engage in a behavior arises from within the individual because it is intrinsically rewarding negotiating A conflict resolution that brings two viewpoints together to discuss issues and reach a solution. norming This happens when the team is aware of competition and they share a common goal. In this stage, all team members take the responsibility and have the ambition to work for the success of the team's goals. offshoring The relocation of a business process from one country to another—typically an operational process, such as manufacturing, or supporting processes, such as accounting. organizational breakdown structure (OBS) Hierarchical model describing the established organizational framework for project planning, resource management, time and expense tracking, cost allocation, revenue/profit reporting, and work management. outsourcing The process of contracting out of a business process and operational, and/or non-core functions to another party. overallocation Situation when assignments of more tasks than your resources can handle or reasonably complete within a standard eight hour workweek are assigned performing a team-building stage where the team is motivated and knowledgeable. The team members are now competent, autonomous and able to handle the decision-making process without supervision. resource allocation The scheduling of activities and the resources required by those activities while taking into consideration both the resource availability and the project time Resource Breakdown Structure (RBS) A hierarchical list of resources related by function and resource type that is used to facilitate planning and controlling of project work. resource histogram Tool that is often used by the project management team and or as a means of providing a visual representation to the team and to all of those interested parties resource leveling A technique in which start and finish dates are adjusted based on resource constraints with the goal of balancing demand for resources with the available supply resource loading The process of allocating resources to planned project activities shared resource A resource used jointly between multiple projects. smoothing mode The process of accommodating or obliging style. In this approach, the areas of agreement are emphasized and the areas of disagreement are downplayed. storming the second stage of team development where the group starts to sort itself out and gain each other’s trust. This stage often starts when they voice their opinions and as a result of this a conflict may arise between team members as power and status are assigned. team development Enhancement of the effectiveness of work groups, by improving goal- and role-clarification and interpersonal processes. ________________________is the scheduling of activities and the resources required by those activities while taking into consideration both the resource availability and the project time. Resource allocation or resource management. _____________________ are the people who make up the workforce of an organization, business sector, or economy. Human Resources Compromising is also described as a "­____________" give and take _______________ occurs when one party goes all out to win its position while ignoring the needs and concerns of the other party. Forcing _______________ is described as a withdrawal style approach because it postpones an issue for later or withdrawing from the situation altogether. Avoiding _______________ means that you look at activities that are normally done in sequence and assign them instead partially in parallel. Fast tracking The term "___________" means to throw additional resources to the critical path without necessarily getting the highest level of efficiency crashing A _______________ is a team whose members usually belong to different groups, functions and are assigned to activities for the same project. Project team _______________ sometimes involves transferring employees and assets from one firm to another. Outsourcing ____________________ is a key element to activity resource estimating and project human resource management. Resource management _____________________ is an approach wherein the areas of agreement are emphasized, and the areas of disagreement are downplayed. Smoothing When using ___________ resources, the project manager will need to negotiate with department managers or other managers for resource availability. shared When using __________ resources, the project manager has full access to the resource for the project. dedicated __________________ is a document that breaks down allocated resources hierarchically by category and type. Resource Breakdown Structure __________________ brings two viewpoints together to discuss issues and reach a solution. Negotiating _________________ occur when one project must wait for another project to complete results that are needed by the first project. Interproject dependencies Flashcards: Quizlet: Chapter 10: Resource Allocation Quiz: Quizlet: Chapter 10: Resource Allocation Read Wikipedia: Resource (project management). Read Fast-tracking and crashing can get your project back on schedule. Read Manage Project Delays: Proactive Steps to Minimize the Unexpected. Read Optimizing Project Performance. Read Simple Ways to Optimize Your Project Plan in MS Project. Wikipedia: Resource Allocation CompTIA: Project+ Certification Exam Objectives: PK0-003 CompTIA: Project+ Certification Exam Objectives: PK0-004 Wikipedia: Resource Allocation Wikipedia: Resource Breakdown Structure Wikipedia: Resource (project management) Robin Abernathy (2018). Pearson Education, Inc. ISBN 0-7897-5883-0 Robin Abernathy (2018). Pearson Education, Inc. ISBN 0-7897-5883-0 Robin Abernathy (2018). Pearson Education, Inc. ISBN 0-7897-5883-0 Wikipedia: Outsourcing Wikipedia: Human resources Wikipedia: Project team Robin Abernathy (2018). Pearson Education, Inc. ISBN 0-7897-5883-0 Wikipedia: Tuckman's stages of group development Conflict Resolution in Project Management Conflict Resolution in Project Management Conflict Resolution in Project Management Conflict Resolution in Project Management Conflict Resolution in Project Management Wikipedia: Resource Management Wikipedia: Resource Management Wikipedia: Resource Leveling Fast-tracking and crashing can get your project back on schedule Fast-tracking and crashing can get your project back on schedule Wikipedia: Tuckman's stages of group development Conflict Resolution in Project Management Robin Abernathy (2018). Pearson Education, Inc. ISBN 0-7897-5883-0 Wikipedia: Collaboration Wikipedia: Compromise Conflict Resolution in Project Management Robin Abernathy (2018). Pearson Education, Inc. ISBN 0-7897-5883-0 Deputy Project Manager Job Description Fast Tracking Conflict Resolution in Project Management Wikipedia: Tuckman's stages of group development REFLECTION 5: THE HUMAN RESOURCE FRAME What is Intrinsic Motivation? Robin Abernathy (2018). Pearson Education, Inc. ISBN 0-7897-5883-0 Wikipedia: Tuckman's stages of group development Wikipedia: Offshoring Organization Breakdown Structure (OBS) Wikipedia: Outsourcing Resource Allocation: Do You Overwork Your Resources? Wikipedia: Tuckman's stages of group development Wikipedia: Resource leveling Wikipedia: Resource breakdown structure Project Management Knowledge Wikipedia: Resource leveling What is the difference between resource loading and resource leveling? Robin Abernathy (2018). Pearson Education, Inc. ISBN 0-7897-5883-0 Conflict Resolution in Project Management Wikipedia: Tuckman's stages of group development Team Development
{'wiki_source': 'wikiversity', 'other_info': "{'content_model': 'wikitext', 'language': 'en', 'title': 'Project Management/Resource Allocation', 'type': 'text'}"}