0a674e03_e_5___Construction_Procurement__Activity
[#] 4.2 [Principal action] Compare tender submission against List of Returnable Documents contained in the tender document and identify schedules and component documents that have not been returned or are incomplete e.g. signed documentation. Request tenderers to complete incomplete tender documents, within a reasonable period of time, that are required only for tender evaluation purposes so that they are capable of being evaluated, this must be in compliance with the Conditions of Tender. Record what is incomplete in each tender submission. [Input to the action] Opened tender submissions [Output from the action] Complete tender submissions [Activity] 
Determine whether or not tenders offers are complete
Module 5 - Construction Procurement
Activity