Title: Fremdriftsplan teknikk.xlsx
Plan 8 - Teknisk rom 360.009 - betjener plan 9Plan 8 - Teknisk rom 360.009 - betjener plan 9 Låse luftmengder totalt for aggregat 2019-10-05 00:00:00 2019-10-12 00:00:00 7 Bestille aggregater 2019-10-13 00:00:00 2019-12-08 00:00:00 56 8 ukers levering Klargjøre teknisk rom Bygningsmessige forberedelser tekn. rom Heise inn aggregat 2019-12-09 00:00:00 2019-12-10 00:00:00 1 Planlegges iht. bygningsaktivitet Aggregatmontasje 2019-12-11 00:00:00 2019-12-16 00:00:00 5 Rørleggerarbeider tekn. rom 2019-12-17 00:00:00 2020-01-02 00:00:00 6 (+10d for jul) El-arbeider tekn. Rom 2020-01-03 00:00:00 2020-01-10 00:00:00 7 Ventilasjonsrom strømsettes og igangkjøres 2020-01-11 00:00:00 2020-02-08 00:00:00 28 Fullskalatest 2020-02-09 00:00:00 2020-02-09 00:00:00 Justeringer etter fullskalatest 2020-02-10 00:00:00 2020-02-15 00:00:00 5 Idriftssettelse 2020-02-16 00:00:00 2020-03-01 00:00:00 14Klargjøre teknisk romBygningsmessige forberedelser tekn. romPlan 8 - Pareto - 360.018 og 27