Title: Fremdriftsplan teknikk.xlsx
Plan 9 - Pareto - 360.019 og 028 (og 009) Låse arkitektunderlag inkl. himling 2019-03-14 00:00:00 Låse luftmengder (detaljert) 2019-03-15 00:00:00 2019-03-22 00:00:00 7 Bestille aggregater 2019-09-27 00:00:00 2019-11-22 00:00:00 56 8 ukers levering Prosjektere RIE+RIV 2019-03-23 00:00:00 2019-05-23 00:00:00 61 2 mnd inkl. koordinering Klargjøre teknisk rom Bygningsmessige forberedelser tekn. rom Heise inn aggregat 2019-11-23 00:00:00 2019-11-24 00:00:00 1 Aggregatmontasje 2019-11-27 00:00:00 2019-12-11 00:00:00 14 Rørleggerarbeider tekn. Rom 2019-12-12 00:00:00 2019-12-26 00:00:00 14 El-arbeider tekn. Rom 2019-12-27 00:00:00 2020-01-08 00:00:00 12 Tverrfaglig kontroll tegninger 2019-05-24 00:00:00 2019-06-14 00:00:00 21 Inkl. entreprenører Levere tegninger 2019-06-15 00:00:00 2019-06-15 00:00:00 0 Bestille materiell (bafler) 2019-10-28 00:00:00 2019-12-04 00:00:00 37 5 ukers levering Montasje i leietakerareal 2019-10-29 00:00:00 2020-01-08 00:00:00 61 (+10d for jul) Montasje toalettkjerner 2019-10-29