Title: Fremdriftsplan teknikk.xlsx
for juli) Montasje toalettkjerner 2019-06-09 00:00:00 2019-09-09 00:00:00 61 (+31d for juli) Montasje himlingsgrid 2019-08-18 00:00:00 2019-09-09 00:00:00 22 (himlingsmontør og vent. jobber sammen) Montasje kombibafler 2019-08-18 00:00:00 2019-09-09 00:00:00 22 (himlingsmontør og vent. jobber sammen) Strømsatt 2019-08-18 00:00:00 2019-09-09 00:00:00 22 Oppstart/innregulering 2019-09-10 00:00:00 2019-10-10 00:00:00 30 Fullskalatest 2019-10-11 00:00:00 2019-10-11 00:00:00 Justeringer etter fullskalatest 2019-10-12 00:00:00 2019-10-17 00:00:00 5 Innflytting 2019-10-18 00:00:00 2019-11-01 00:00:00 14