Title: Fremdriftsplan teknikk.xlsx
2019-08-30 00:00:00 2019-10-30 00:00:00 61 Montasje himlingsgrid 2019-10-08 00:00:00 2019-10-30 00:00:00 22 (himlingsmontør og vent. jobber sammen) Montasje kombibafler 2019-10-08 00:00:00 2019-10-30 00:00:00 22 (himlingsmontør og vent. jobber sammen) Strømsatt 2019-10-08 00:00:00 2019-10-30 00:00:00 22 Oppstart/innregulering 2019-10-31 00:00:00 2019-11-30 00:00:00 30 Fullskalatest 2019-12-01 00:00:00 2019-12-01 00:00:00 Justeringer etter fullskalatest 2019-12-02 00:00:00 2019-12-07 00:00:00 5 Innflytting 2019-12-08 00:00:00 2020-01-01 00:00:00 14 (+10d for jul)