Title: Fremdriftsplan teknikk.xlsx
Plan 10 - Bjørgvin - 360.010 Låse arkitektunderlag inkl. himling 2019-03-14 00:00:00 Låse luftmengder (detaljert) 2019-03-15 00:00:00 2019-03-22 00:00:00 7 Bestille aggregater 2019-04-10 00:00:00 2019-06-05 00:00:00 56 8 ukers levering (+31d for juli)(+31d for aug, fellesferie Italia) Klargjøre teknisk rom Bygningsmessige forberedelser tekn. rom Heise inn aggregat 2019-08-07 00:00:00 2019-08-08 00:00:00 1 Aggregatmontasje 2019-08-11 00:00:00 2019-08-25 00:00:00 14 Rørleggerarbeider tekn. Rom 2019-08-26 00:00:00 2019-09-02 00:00:00 7 El-arbeider tekn. Rom 2019-09-03 00:00:00 2019-09-09 00:00:00 6 Prosjektere RIE+RIV 2019-03-23 00:00:00 2019-05-23 00:00:00 61 2 mnd inkl. koordinering Tverrfaglig kontroll tegninger 2019-05-24 00:00:00 2019-06-14 00:00:00 21 Inkl. entreprenører Levere tegninger 2019-06-15 00:00:00 2019-06-15 00:00:00 0 Bestille materiell (bafler) 2019-06-10 00:00:00 2019-08-17 00:00:00 37 5 ukers levering (+31d for juli) Montasje i leietakerareal 2019-06-09 00:00:00 2019-09-09 00:00:00 61 (+31d