Title: Fremdriftsplan teknikk.xlsx
Levere tegninger 2021-01-06 00:00:00 2021-01-06 00:00:00 0 Bestille materiell (bafler) 2020-11-30 00:00:00 2021-01-06 00:00:00 37 5 ukers levering Montasje i leietakerareal 2021-01-07 00:00:00 2021-03-09 00:00:00 61 Montasje toalettkjerner 2021-01-07 00:00:00 2021-03-09 00:00:00 61 Montasje himlingsgrid 2021-02-15 00:00:00 2021-03-09 00:00:00 22 (himlingsmontør og vent. jobber sammen) Montasje kombibafler 2021-02-15 00:00:00 2021-03-09 00:00:00 22 (himlingsmontør og vent. jobber sammen) Strømsatt 2021-02-15 00:00:00 2021-03-09 00:00:00 22 Oppstart/innregulering 2021-03-10 00:00:00 2021-04-09 00:00:00 30 Fullskalatest 2021-04-10 00:00:00 2021-04-10 00:00:00 Justeringer etter fullskalatest 2021-04-11 00:00:00 2021-04-16 00:00:00 5 Innflytting 2021-04-17 00:00:00 2021-05-01 00:00:00 14