Title: Fremdriftsplan teknikk.xlsx
Plan 11 - Pareto - 360.011 Låse arkitektunderlag inkl. himling 2019-03-14 00:00:00 Låse luftmengder (detaljert) 2019-03-15 00:00:00 2019-03-22 00:00:00 7 Bestille aggregat 2019-06-01 00:00:00 2019-06-01 00:00:00 56 8 ukers levering (+31d for juli)(+31d for aug, fellesferie Italia) Klargjøre teknisk rom Bygningsmessige forberedelser tekn. rom Heise inn aggregat 2019-09-27 00:00:00 2019-09-28 00:00:00 1 Aggregatmontasje 2019-10-01 00:00:00 2019-10-15 00:00:00 14 Rørleggerarbeider tekn. Rom 2019-10-16 00:00:00 2019-10-23 00:00:00 7 El-arbeider tekn. Rom 2019-10-24 00:00:00 2019-10-30 00:00:00 6 Prosjektere RIE+RIV 2019-03-23 00:00:00 2019-05-23 00:00:00 61 2 mnd inkl. koordinering Tverrfaglig kontroll tegninger 2019-05-24 00:00:00 2019-06-14 00:00:00 21 Inkl. entreprenører Levere tegninger 2019-06-15 00:00:00 2019-06-15 00:00:00 0 Bestille materiell (bafler) 2019-08-29 00:00:00 2019-10-05 00:00:00 37 5 ukers levering Montasje i leietakerareal 2019-08-30 00:00:00 2019-10-30 00:00:00 61 Montasje toalettkjerner