Title: Fremdriftsplan teknikk.xlsx
Plan 7 - Pareto - 360.025, 026 (og 007) OBS: Prov løsning i akse 6-10 Låse arkitektunderlag inkl. himling 2020-01-27 00:00:00 Låse luftmengder (detaljert) 2020-01-28 00:00:00 2020-02-04 00:00:00 7 Bestille aggregater 2019-04-19 00:00:00 2019-06-14 00:00:00 56 8 ukers levering Prosjektere RIE+RIV 2020-02-05 00:00:00 2020-04-06 00:00:00 61 2 mnd inkl. koordinering Tilpasninger til ny fasader - VVS og elektro-arbeider?? ? ? ? Klargjøre teknisk rom Bygningsmessige forberedelser tekn. rom Heise inn aggregater 2019-06-15 00:00:00 2019-06-15 00:00:00 1 2 stk aggregater heises inn før fasade lukkes v/akse 16 Aggregatmontasje 2020-06-20 00:00:00 2020-07-04 00:00:00 14 Rørleggerarbeider tekn. Rom 2020-07-05 00:00:00 2020-07-19 00:00:00 14 El-arbeider tekn. Rom 2020-07-20 00:00:00 2020-08-01 00:00:00 12 Tverrfaglig kontroll tegninger 2020-04-07 00:00:00 2020-04-28 00:00:00 21 Inkl. entreprenører Levere tegninger 2020-04-29 00:00:00 2020-04-29 00:00:00 0 Bestille materiell (bafler) 2020-04-30 00:00:00 2020-06-06 00:00:00