Title: 200131 Hovedfremdrift.pdf
Øst‐Riv 1671 Tallberg 1675 Gulventreprenøren 1676 Gulventreprenøren 1676 Hande 1678 1678 Hande 1678FS+5 daHande 1679FS‐3 dayTallberg 1679FS‐3 dayR&H 1679FS‐3 dayOAR;Purewater 1680SS+10 dTallberg Tallberg 1679 R&H 1679 OAR 1680 OAR 1679 Hande 1682 Hande 1719 Tallberg 1705 Tallberg 1705 1683FS‐2 dayHande 1684FS+10 dHande Hande 1685 Tallberg 1685 Hande 1702 Tallberg 1688 R&H 1688 R&H 1688 1687 OAR 1715SS+5 daOAR 1715 1715 1715FS+5 daHande R&H 1710 Hande 1689SF 1714 Hande 1689FS‐3 dayHande Hande 1689 Hande 1690 Hande 1691 Hande 1692 Hande 1692 Hande 1692 Hande 1692Tallberg TallbergBare varighetManuell sammendragsfremhevingManuelt sammendragDecQtr 1, 2019JanFeb MarBare startBare sluttEksterne aktiviteterQtr 2, 2019Apr MayJunSide 20Qtr 3, 2019JulAugSepEkstern milepælTidsfristOpprinnelig planQtr 4, 2019OctNovDecQtr 1, 2020Qtr 2, 2020JanFeb MarApr MayMilepæl i opprinnelig planSammendrag i opprinnelig planFremdriftJunQtr 3, 2020JulAug