Title: Fremdriftsplan teknikk.xlsx
00:00:00 2020-01-08 00:00:00 61 (+10d for jul) Montasje himlingsgrid 2019-12-07 00:00:00 2020-01-08 00:00:00 22 (himlingsmontør og vent. jobber sammen) (+10d for jul) Montasje kombibafler 2019-12-07 00:00:00 2020-01-08 00:00:00 22 (himlingsmontør og vent. jobber sammen) (+10d for jul) Strømsatt 2019-12-07 00:00:00 2020-01-08 00:00:00 22 (+10d for jul) Oppstart/innregulering 2020-01-09 00:00:00 2020-02-08 00:00:00 30 Fullskalatest 2020-02-09 00:00:00 2020-02-09 00:00:00 Justeringer etter fullskalatest 2020-02-10 00:00:00 2020-02-15 00:00:00 5 Innflytting 2020-02-16 00:00:00 2020-03-01 00:00:00 14