Title: 200131 Hovedfremdrift.pdf
988SS+3 wksTallberg 967 944 944 944 944 944 944FS+5 dayHande 946 946 947 946 947SS+10 daTallberg Hande 980 Tallberg 966 Tallberg 966 949 Hande 950FS‐2 daysHande 951FS+10 daHande 952FS‐4 daysHande 952 955 955 955 955 963 977SS+5 dayOAR OAR 954 Tallberg 977 Tallberg 977 Hande 945 R&H 972 976 Hande 956FS‐3 daysHande Hande 957 Hande 957 Hande 957 Hande 957 Hande 958Tallberg R&H OAR OARTallberg Hande Tallberg R&H R&H HandeBare varighetManuell sammendragsfremhevingManuelt sammendragDecQtr 1, 2019JanFeb MarBare startBare sluttEksterne aktiviteterQtr 2, 2019Apr MayJunSide 17Qtr 3, 2019JulAugSepEkstern milepælTidsfristOpprinnelig planQtr 4, 2019OctNovDecQtr 1, 2020Qtr 2, 2020Qtr 3, 2020Qtr 4, 2020Qtr 1, 2021Qtr 2, 2021JanFeb MarApr MayJunJulAugSepDec Montering av glassfronter Dører ‐ montering I gipsveggerOctNovJanFeb MarApr MayKjøkken ‐ monteringGulvlegging belegg/tepper