Title: Fremdriftsplan teknikk.xlsx
Montasje himlingsgrid 2019-11-08 00:00:00 2019-11-30 00:00:00 22 (himlingsmontør og vent. jobber sammen) Montasje kombibafler 2019-11-08 00:00:00 2019-11-30 00:00:00 22 (himlingsmontør og vent. jobber sammen) Strømsatt 2019-11-08 00:00:00 2019-11-30 00:00:00 22 Oppstart/innregulering 2019-12-01 00:00:00 2020-01-10 00:00:00 30 (+10d for jul) Fullskalatest 2020-01-11 00:00:00 2020-01-11 00:00:00 Justeringer etter fullskalatest 2020-01-12 00:00:00 2020-01-17 00:00:00 5 Innflytting 2020-01-18 00:00:00 2020-02-01 00:00:00 14