Title: Fremdriftsplan teknikk.xlsx
Plan 10 - Pecunia - 360.029 Låse arkitektunderlag inkl. himling 2019-03-14 00:00:00 Låse luftmengder (detaljert) 2019-03-15 00:00:00 2019-03-22 00:00:00 7 Bestille aggregater 2019-09-01 00:00:00 2019-10-27 00:00:00 56 8 ukers levering Prosjektere RIE+RIV 2019-03-23 00:00:00 2019-05-23 00:00:00 61 2 mnd inkl. koordinering Klargjøre teknisk rom Bygningsmessige forberedelser tekn. rom Heise inn aggregat 2019-10-28 00:00:00 2019-10-29 00:00:00 1 Aggregatmontasje 2019-11-01 00:00:00 2019-11-15 00:00:00 14 Rørleggerarbeider tekn. Rom 2019-11-16 00:00:00 2019-11-23 00:00:00 7 El-arbeider tekn. Rom 2019-11-24 00:00:00 2019-11-30 00:00:00 6 Tverrfaglig kontroll tegninger 2019-05-24 00:00:00 2019-06-14 00:00:00 21 Inkl. entreprenører Levere tegninger 2019-06-15 00:00:00 2019-06-15 00:00:00 0 Bestille materiell (bafler) 2019-09-29 00:00:00 2019-11-05 00:00:00 37 5 ukers levering Montasje i leietakerareal 2019-09-30 00:00:00 2019-11-30 00:00:00 61 Montasje toalettkjerner 2019-09-30 00:00:00 2019-11-30 00:00:00 61