Title: Fremdriftsplan teknikk.xlsx
00:00:00 37 5 ukers levering Montasje i leietakerareal 2020-05-09 00:00:00 2020-08-09 00:00:00 61 (+31d for juli) Montasje toalettkjerner 2020-05-09 00:00:00 2020-08-09 00:00:00 61 (+31d for juli) Montasje himlingsgrid 2020-06-17 00:00:00 2020-08-09 00:00:00 22 (himlingsmontør og vent. jobber sammen)(+31d for juli) Montasje kombibafler 2020-06-17 00:00:00 2020-08-09 00:00:00 22 (himlingsmontør og vent. jobber sammen)(+31d for juli) Strømsatt 2020-06-17 00:00:00 2020-08-09 00:00:00 22 (+31d for juli) Oppstart/innregulering 2020-08-10 00:00:00 2020-09-09 00:00:00 30 Fullskalatest 2020-09-10 00:00:00 2020-09-10 00:00:00 Justeringer etter fullskalatest 2020-09-11 00:00:00 2020-09-16 00:00:00 5 Innflytting 2020-09-17 00:00:00 2020-10-01 00:00:00 14