Title: Fremdriftsplan teknikk.xlsx
37 5 ukers levering Montasje i leietakerareal 2020-05-01 00:00:00 2020-08-01 00:00:00 61 (+31d for juli) Montasje toalettkjerner 2020-05-01 00:00:00 2020-08-01 00:00:00 61 (+31d for juli) Montasje himlingsgrid 2020-06-09 00:00:00 2020-08-01 00:00:00 22 (himlingsmontør og vent. jobber sammen) (+31d for juli) Montasje kombibafler 2020-06-09 00:00:00 2020-08-01 00:00:00 22 (himlingsmontør og vent. jobber sammen) (+31d for juli) Strømsatt 2020-06-09 00:00:00 2020-08-01 00:00:00 22 (+31d for juli) Oppstart/innregulering 2020-08-02 00:00:00 2020-09-01 00:00:00 30 Fullskalatest 2020-09-02 00:00:00 2020-09-02 00:00:00 Justeringer etter fullskalatest 2020-09-03 00:00:00 2020-09-08 00:00:00 5 Innflytting 2020-09-09 00:00:00 2020-09-23 00:00:00 14