Title: Fremdriftsplan teknikk.xlsx
2020-07-30 00:00:00 22 (himlingsmontør og vent. jobber sammen) (+31d for juli) Montasje kombibafler 2020-06-07 00:00:00 2020-07-30 00:00:00 22 (himlingsmontør og vent. jobber sammen) (+31d for juli) Strømsatt 2020-04-30 00:00:00 2020-07-30 00:00:00 60 (+31d for juli) Oppstart/innregulering 2020-07-31 00:00:00 2020-09-09 00:00:00 40 Fullskalatest 2020-09-10 00:00:00 2020-09-10 00:00:00 Justeringer etter fullskalatest 2020-09-11 00:00:00 2020-09-16 00:00:00 5 Innflytting 2020-09-17 00:00:00 2020-10-01 00:00:00 14