Title: Man 1 Rev DS 25.05.18.pdf
Criterion 2: The main contractor accounts for the commissioning programme, responsibilities and criteria within the main program of works. In particular, an adequate period has been allowed for commissioning in the project programme. The main contractor has not yet been appointed, however Man1.v02 documents that sufficient time for commissioning has been included in the project specification, as well as the contractor’s commissioning responsibilities.Criterion 3: A specialist commissioning manager is appointed (by either client or contractor) at design stage for complex systems (where they exist – please refer to compliance notes for a definition of complex systems). The scope of their responsibility includes:(cid:129) Design input: commission ability design reviews and solutions supporting robust andrational operation