Title: 200131 Hovedfremdrift.pdf
Tallberg R&HØst‐Riv R&H R&H TallbergTallberg1801FF 1875SS 1875 1876 1876 1877Øst‐Riv Tallberg R&H R&H R&H Tallberg1801SS 1801SS 1801SS 1801SSTallberg Tallberg Tallberg TallbergBare varighetManuell sammendragsfremhevingManuelt sammendragDecQtr 1, 2019JanFeb MarBare startBare sluttEksterne aktiviteterQtr 2, 2019Apr MayJunSide 9Qtr 3, 2019JulAugSepEkstern milepælTidsfristOpprinnelig planQtr 4, 2019Qtr 1, 2020Qtr 2, 2020Qtr 3, 2020Qtr 4, 2020Qtr 1, 2021Qtr 2, 2021OctNovDecJanFeb MarApr MayJunJulJan Aug Steinkledning Fasader plan 3‐10 akse 9‐12 Montering Fasader plan 3‐7 akse 0‐3+ + vestFasadeSepOctNovDecFeb MarApr MayJunMontering haki stillas akse 12‐16 oppskjøtingMontere vaskesystem akse 12‐9Steinkledning Fasader plan 3‐10 akse 12‐16 Montere vaskesystem akse 16‐12Steinkledning Fasader plan 3‐11 akse 0‐3+ + vestFasade Montere vaskesystem akse 3‐0 + vestFasadePigging av søyler gateplan Sør akse 0‐6