Title: 200131 Hovedfremdrift.pdf
2108 2108 2108 2153 2152FS‐3 dayTallberg 2152FS‐3 dayR&H 2152FS‐3 dayOAR;Purewater 2153SS+10 dTallberg 2192 2152 2152 2152 2155 2178 2178 2156FS‐5 dayHande 2157FS+10 dHande Hande 2158 Tallberg 2158 Hande 2175 Tallberg 2161 R&H 2161 R&H 2161 OAR 2160 Tallberg 2188 2188 Tallberg 2188SS+5 daOAR 2162SF Hande Hande 2187 2188FS+5 daHande 2171FS‐5 wkARK 2183 R&H 2162FS‐3 dayHande Hande 2163 Hande 2163 Hande 2163 2171FS‐20 d R&H 2164 2164 2168FS‐15 d Tallberg 2168FS‐10 d Uavklart 2165 2169FS‐10 d Alle 2159 2169 2170FS+1 daAlleHande Tallberg R&H OAR Hande Tallberg TallbergHande HandeHandeHande HandeBare varighetManuell sammendragsfremhevingManuelt sammendragDecQtr 1, 2019JanFeb MarBare startBare sluttEksterne aktiviteterQtr 2, 2019Apr MayJunSide 22Qtr 3, 2019JulAugSepEkstern milepælTidsfristOpprinnelig planQtr 4, 2019OctNovDecQtr 1, 2020Qtr 2, 2020JanFeb MarApr MayMilepæl i opprinnelig planSammendrag i opprinnelig planFremdriftJun