To ensure their continued viability, nearly 8 GW of solar PV projects have been granted an extension by the Ministry of New and renewable Energy (MNRE). The Indian Government must be feeling generous: Just weeks after it postponed safeguard duties, it has now granted a six month extension in the commissioning deadlines for PV projects developed with viability gap funding (VGF) under the National Solar Mission (NSM). They cover 750 MW under Batch I; 2 GW under Batch III; and 5 GW under Batch IV of NSM Phase II. The decision was made to ensure the continued viability of the projects, which could have been negatively affected by infrastructure-related delays from state governments and/or solar parks. Commenting on the extensions, IHS Markit analyst, Josefin Berg tells pv magazine, “Extensions to the commissioning deadline are fairly common in India’s PV market, as there are many factors that fall outside the developers’ control. These latest extensions for close to 8 GW of projects will be welcomed by the developers, as they can complete the projects without fearing that slow bureaucratic processes will put the viability of the investment at risk.” As per the amendments, the Solar Energy Corporation of India (SECI) may grant a six month extension to solar projects that have been set up within their specified deadlines – 24 months for the 750 MW and 5 GW of projects, and 25 months for the 2 GW of projects – but that have not completed the formalities, due to such delays as land lease permissions from the State Government/Authorities, or delays in the setting up of external evacuation systems (either by the Solar Parks or State Authorities), and which are not the responsibility of the developer. In addition to meeting the deadline period, for the extension to be granted, it is also mandatory that the solar power plants in question have already commissioned, or are ready for commissioning. Furthermore, the plants must either already be feeding power into the grid or, if not, due to the absence of a commissioning date (COD), SECI must be able to physically verify that the plant has been set up and is ready for commissioning. If only part of the plant has been set up, the extension will only be granted to the completed part. Any extension beyond six months will only be granted by the MNRE, based on the recommendation of SECI. Power purchase agreements (PPAs) will come into force from the actual commissioning date. Interestingly, the move to extend solar projects commissioning follows the Power Ministry’s direction to the Central Electricity Regulatory Commission (CERC) to pass on the excess costs due to change in domestic duties, to consumers in the form of electricity tariffs in a time-bound manner.
Almost 8 GW of solar power projects in India have been given a six-month commissioning deadline extension by the Ministry of New and Renewable Energy (MNRE) to ensure their continued viability in the face of infrastructure-related delays. The ministry has extended the time frame for setting up these projects, which are expected to generate about 10 GW, from June 1 to July 31. The Solar Energy Corporation of India (SECI) may also grant a six-month extension to projects it has awarded that have encountered delays in finalising formalities that were not their fault.