Combining this dynamic hypothesis with Figure 1 effectively forms a negative (balancing) feedback loop around 'project time schedule delay', 'client trust in engineering consultant', 'client time schedule control actions', engineering consultant's 'pressure to work faster', 'project work completion', and 'expected project time duration'.