<div class="description">
<dl><dd>AD-A301 703</dd>
<dd>Thesis (M.S. in Engineering) University of Texas at Austin, Dec. 1995</dd>
<dd>Bibliography: leaf 121</dd>
<dd>This thesis analyzes the contract modifications on 135 Military Construction (MILCON) projects administered by the U.S. Naval Facilities Engineering Command (NAVFAC). Data for this study came from projects from 9 of the 10 Engineering Field Divisions (EFD' s)/Engineering Field Activities (EFA' s) that makeup the NAVFAC organization. Based on the results of the analysis observations were made regarding the performance of the EFD/EFA's in major areas such as claims, value engineering, scope changes and A-E liability modifications. Major differences between the performance of the individual EFD/ EFA's and NAVFAC as a whole are also addressed. Lastly, the relationship between the Facility Category Code of the proposed structure or building and the project's modification rate is analyzed. The criteria used for the comparative analysis of the EFD/EFA's was: modification reason code assigned, trade affected by the modification, modification cost and the project's modification rate. Findings and conclusions are presented based on the results of the analysis. (MM)</dd></dl><br>Subjects: CONTRACT ADMINISTRATION; CONSTRUCTION; MILITARY ENGINEERING</div>
<div class="fn value">
Arellano, Hector Armando.</div>
Internet Archive identifier