You can’t estimate until you know what you must build. Get the blueprints or other project details and read them until you understand them thoroughly.


Ask the owner questions if anything is unclear. Incomplete or indecipherable plans frequently lead to cost overruns, so clear up confusion before submitting a bid.Also think if anything is missing from the specifications. For example, don’t forget permits and fees.;
, Surprises at the jobsite also lead to cost overruns. For example, the foundation of the building might not be secure. In some situations, you can find problems by performing a thorough inspection.You might need to bring in a specialist, such as a subsurface engineer, to look over the property. This is well worth your time and money so that you catch problems early.
 If you need to use subcontractors on the job, then you’ll need to calculate their costs. You can get a bid or used their standard rates. If the job is complicated or unusual, then request a fixed bid from all subcontractors., This is the oldest and most time-consuming method of coming up with an estimate. You should look at the plans and specifications. Then break down the project to small units of materials and labor.For example, you’ll break out how much lumber you’ll need, how many toilets, etc.
You’ll also have to estimate labor costs. Experienced contractors rely on their historical data to estimate how long it will take them to complete a project. However, if you’re new, you won’t have any historical data. You’ll have to use your best judgment or talk to someone more experienced.
Keep a running spreadsheet of materials that you will need and estimate other costs.
 If you’re new, then you might not know what materials you’ll need based on the blueprint. Many lumber yards will do a “material takeoff,” where they analyze the blueprint to identify the required materials.You can then get quotes for all of the materials on your list. Talk to the lumber yard or other vendors.
Turn your materials list into a checklist, so that you can stay on top of the materials you have ordered during the job.
 Some errors crop up with estimates regularly, so be on the lookout for them. Remember to do the following:Double check your numbers. Math errors pop up all the time. Use a calculator and ask another person to go through all of your calculations.
Confirm you have accurate measurements. You might have misread measurements on the plan specifications, which means your cost estimate will be faulty. Have a second person check your work.
Use the correct unit of measurement. Using square feet instead of square yards can really mess up an estimate.
Don’t forget soft costs. Things like permits, licenses, trash removal, etc. can really add up. Inexperienced contractors often forget about these costs when they prepare their estimate.
 Many contractors now use software to come up with an accurate estimate of costs. Estimating software allows you to pull together a bid in a much shorter amount of time than estimating by hand.There are many options available on the market. Popular software includes Co-Construct and STACK Estimating., The owner might have sent you a bid proposal form, which you should use. If not, you can create your own proposal by opening a blank word processing document and setting your font to something that is readable. Usually, Times New Roman 12 point is acceptable.


You can also look for templates or sample construction bids online. Use them as a guide as you draft your own bid.
 At the top of the page, you need to include basic information. For example, put the words “Bid Proposal” at the top of the page in bold. Include the following information beneath the title:


Your company’s name, address, and telephone number.Name of who you are submitting your proposal to. Also include their company name and address.
The date you are making your bid and the date your bid expires.
 Spend the most time on this section, because most conflicts arise over specification. Often, the client thinks you agreed to do something when it was never in your proposal. Be as detailed as possible and strive for no ambiguity.For example, if you’ve been hired to build a deck, you shouldn’t write, “Composite-type decking to be fastened with hidden fasteners.” That’s too vague.
Instead, “1-inch Trex composite decking with a square edge” is clearer. If the owner is selecting the color, then state that as well.
 The owner might want to delay making a decision on the construction job until later. For example, they might need to choose between two different products. Or they may want to expand or restrict the scope of work.Read the instructions to bidders to see if alternates are requested. If so, you should include a section for alternates in your bid proposal., Add up your estimate of materials and labor. Sample language might read, “We propose to furnish materials and labor, in accordance with the above specifications, for $250,000.”, If the project is large, you should include a progress payments schedule. Each payment is called a “draw.” Each draw is usually tied to a milestone, such as the completion of window installation and the final release of all liens.However, with smaller projects, you might request payment upon successful completion of the project.
 You should state the date you will start and an estimate of how long it will take. Also state that the schedule is subject to changes approved by the owner or by events outside your control (like extreme weather)., Your bid is only as stable as the project plans. If the owner decides to change the scope of the project, you don’t want to be left having to eat the increased costs. Include a provision stating how changes can be made and that you will need extra time and money.


For example, you can write, “Any alteration from the above specifications must be made by a written change order and will require extra charges above this estimate to finish. Any change order may require additional time to complete.”, There’s sometimes confusion about who carries liability and other insurance. Include a section to clarify this.


For example, you can write, “Owner shall carry required insurances, such as fire insurance. Contractor shall carry Workers’ Compensation Insurance for all employees and General Liability Insurance.”, The bid is not a construction contract. However, you’ll want the owner to sign your bid if they accept it. Add words such as “Acceptance of Proposal” and then lines for the owner’s signature and the date.You can also include some language above the signature line to the following effect: “The above specifications, price, and conditions are accepted. You are authorized to begin work as specified. Payment will be made according to the terms above.”, At the end of your bid proposal, you can include copies of helpful documents. For example, include the following:


If you’re using subcontractors, then you can attach a copy of a written agreement.If you haven’t yet signed an agreement, include a copy of your standard agreement with subcontractors.
Include a copy of your liability insurance. Owners will want to see this anyway, so you might as well include a copy of your insurance certificate. Make sure that it is legible.
Read the project details.
Investigate the job site.
Talk to subcontractors.
Estimate costs by the stick.
Ask a lumber yard for help.
Avoid estimating errors.
Use estimation software instead.
Format your document.
Provide identifying information.
Identify the scope of work.
List any alternates.
State how much you will charge.
Explain how payment should be made.
Identify the work schedule.
Protect yourself with a clause on change orders.
Identify who carries what insurance.
Provide space for the owner’s signature.
Attach supporting documents.
{"src": "wikihow-all_validation", "title": "How to Write a Construction Bid"}