This paper develops a proposal for the combination of the Standard ISO 21500 Guidance on Project Management and the Project & Construction Management Systems, with emphasis in their integration with the PMBOK and the Lean Construction philosophy. The Project & Construction Management is studied from a global point of view, connecting, matching, supplementing, and/or combining the tools, techniques, and practices of the afore-mentioned management systems, applied to construction projects. Within this framework, the stakeholder participation is analyzed during the application of Integrated Project Delivery (IPD) and Target Value Design (TVD); as well as the sequences in which the processes, inputs, and outputs relate in time, originating variants in the effort for the achievement of optimum compatibility. (C) 2015 The Authors. Published by Elsevier Ltd.