Purpose: To explore what, when, and how Lean methods and tools can add value during the programming phase of design through providing additional resources and support to project leadership and the architectural design team. Background: This case study-based research took place at one large academic hospital during design efforts of a surgical tower to house 19 operating rooms (ORs) and support spaces including pre- and postop, central processing and distribution, and materials management. Surgical services project leadership asked for support from Lean practitioners during the design process. Methods: Lean exploration loops (LELs) were conducted to generate evidence to support stakeholders, as they made important decisions about the new building design. The analyses conducted during LELs were primarily focused on the relative advantages of a large footprint with few floors or a smaller footprint with more floors and support spaces not collocated adjacent to ORs on the same floor. Results: LELs resulted in quantifications of key operational and design features (e.g., design preferences of employees and patients, horizontal distance travel, and elevator utilization studies), which in turn complemented the architectural design process and created an opportunities to gain buy-in and consensus from stakeholders through their active participation in many of the analyses. Conclusions: We found Lean tools and methods to be of most value during programming phase when focused on the high-level operational and design issues to help establish buy-in and consensus among stakeholders, while acknowledging that there is often not enough design detail to perform accurate analysis.