Following widespread implementation of large projects with huge budgets and the need to finish them on time; as well as the importance of the final product quality and safety standards in Large-scale projects, the necessity of this field of management was felt more than ever. This study is conducted to investigate and evaluate compliance of various and well-known standards of project management in civil projects. To achieve this, efforts are being made using statistical analysis and multi-criteria decision analysis method (TOPSIS) and expert opinions, to analyze the compliance of these standards in the country's development projects and provide usable solutions to improve the management of these projects. According to the results, it was observed that the PMBOK standard is the best option followed by PRINCE2 and OPM standards, respectively.