This article is focused on the construction of the BIM-based schedule management system for the construction industry. The system exerts the BIM's advantages, such as visualization and collaboration management, in the construction schedule management. BIM model will be subdivided to meet the management demand during the construction phase. By linking the subdivided model with time parameters, the visual manage of the construction schedule can be achieved. The system provided in this paper enables more project participants to join in the schedule management. And through visualization models, workers could get the corresponding information effectively, which will enhance the control of the project schedule management.