; (II) includes any programmatic environmental document or agreement that is a prerequisite or predecessor for the environmental review process for the project; (III) includes— (aa) any Federal authorization, action required as part of the environmental review process, consultation, or similar process that is required through project completion; (bb) to the maximum extent practicable, any Indian Tribe, Alaska Native Corporation, State, or local agency authorization, review, consultation, or similar process; and (cc) a schedule for each authorization under item (aa) or (bb), including any pre-application consultations, applications, interim milestones, public comment periods, draft decisions, final decisions, and final authorizations necessary to begin construction; and (IV) is established— (aa) after consultation with, and the concurrence of, each participating agency for the project; and (bb) with the participation of the project sponsor. (ii) Major project schedules To the maximum extent practicable and consistent with applicable Federal law, in the case of a major project, the lead agency shall develop, with the concurrence of each participating agency for the major project and in consultation with the project sponsor, a schedule for the major project that is consistent with completing— (I) the environmental review process— (aa) in the case of major projects for which the lead agency determines an environmental impact statement is required, not later than 2 years after the date of publication by the lead agency of a notice of intent to prepare an environmental impact statement to the record of decision; and (bb) in the case of major projects for which the lead agency determines an environmental assessment is required, not later than 1 year after the date on which the head of the lead agency determines that an environmental assessment is required to a finding of no significant impact