acquisition program baseline. The comparison shall identify the rationale for any changes and whether the current performance goal has been demonstrated. (F) A list of key test and evaluation events, including dates they are planned or occurred. (G) Top five risks associated with the program, including narrative descriptions and mitigation actions. (H) Contract status, including earned value management data as applicable. (I) Total number of increments or units to be acquired, as appropriate, including a schedule outlining the quantity of increments or units to be procured annually until procurement is complete, as appropriate. (J) A table delineated by appropriation that provides (for prior years