; (2) establish a complete life cycle cost estimate with supporting documentation, including an acquisition program baseline; (3) verify each life cycle cost estimate against independent cost estimates, and reconcile any differences; (4) complete a cost-benefit analysis with supporting documentation; (5) develop and maintain a schedule that is consistent with scheduling best practices as identified by the Comptroller General of the United States, including, in appropriate cases, an integrated master schedule; and (6) ensure that all acquisition program information provided by the component is complete, accurate, timely, and valid. (d) Congressional homeland security committees defined In this section, the term congressional homeland security committees means— (1) the Committee on Homeland Security of the House of Representatives and the Committee on Homeland Security and Governmental Affairs of the Senate; and (2) the Committee on Appropriations of the House of Representatives and the Committee on Appropriations of the Senate. 714. Acquisition documentation (a) In general For each major acquisition program, the Executive Director responsible for the preparation of the Comprehensive Acquisition Status Report, pursuant to paragraph (11) of section 710(b), shall require certain acquisition documentation to be submitted by Department components or offices. (b) Waiver The Secretary may waive the requirement for submission under subsection (a) for a program for a fiscal year if either— (1) the program has not— (A) entered the full rate production phase in the acquisition life cycle; (B) had a reasonable cost estimate established; and (C) had a system configuration defined fully