; and (B) shifts in employment. (f) Coordination plan and scheduling (1) In general To facilitate the expeditious resolution of an environmental review, the lead agency shall establish and implement a coordination plan for public and agency participation in, and comment on, the environmental review for a project or category of projects. (2) Schedule (A) In general In developing the coordination plan described in paragraph (1), the lead agency shall consult with each cooperating agency and the project sponsor to develop a schedule for the completion of the environmental review that— (i) considers factors such as— (I) the responsibilities of the cooperating agencies under applicable law; (II) the resources available to the cooperating agencies; (III) the overall size and complexity of the project; (IV) the overall schedule for and cost of the project; (V) the sensitivity of the natural and historical resources that may be affected by the project; and (VI) the extent to which similar projects in geographical proximity to the project were recently subject to environmental review or similar State procedures; and (ii) includes the deadlines, consistent with subsection (g), for decisions under Federal law relating to the project, including decisions on the issuance or denial of a permit or license. (B) Compliance with schedule (i) In general Each cooperating agency shall comply with— (I) the deadlines established in the schedule under subparagraph (A)