; (2) in subsection (b)(2)— (A) by striking 14 days each place it appears and inserting 14 business days ; and (B) in subparagraph (A)(ii), by inserting completed before notice ; (3) in subsection (c)— (A) in paragraph (1)(B), by adding at the end the following: (v) A checklist— (I) to help project sponsors identify potential natural, cultural, and historic resources in the area of the project; and (II) the purposes of which are— (aa) to identify agencies and organizations that can provide information about natural, cultural, and historic resources; and (bb) to develop the information needed to determine the range of alternatives. (vi) In the case of a tiered project review, a description of the relationship between any applicable programmatic analysis and the planned tiered environmental review. ; and (B) in paragraph (2)— (i) in subparagraph (A)— (I) by striking As part of the coordination project plan and inserting the following: (i) In general In accordance with clause (ii) and as part of the coordinated project plan ; and (II) by adding at the end the following: (ii) Goal (I) In general The permitting timetable established under clause (i) shall provide for the completion of the permitting process within 2 years. (II) Exception If the facilitating agency or lead agency, as applicable, determines that the permitting process cannot be completed within 2 years, the coordinated project plan under paragraph (1) shall include— (aa) the specific reasons why the facilitating agency or lead agency, as applicable, anticipates that the permitting process will take longer than 2 years; and (bb) the specific efforts that the facilitating agency or lead agency, as applicable, each coordinating and participating agency, the project sponsor, and any State in which the project is located will take to reduce the time needed to complete the permitting process.