; (ii) provide prior cost estimating information; (iii) include a root cause analysis that determines the underlying cause or causes of shortcomings in cost, schedule, or performance of the major acquisition program with respect to which such breach has occurred, including the role, if any, of— (I) unrealistic performance expectations; (II) unrealistic baseline estimates for cost or schedule or changes in program requirements; (III) immature technologies or excessive manufacturing or integration risk; (IV) unanticipated design, engineering, manufacturing, or technology integration issues arising during program performance; (V) changes to the scope of such program; (VI) inadequate program funding or changes in planned out-year funding from one 5-year funding plan to the next 5-year funding plan as outlined in the Future Years Homeland Security Program required under section 874; (VII) legislative, legal, or regulatory changes; or (VIII) inadequate program man­age­ment personnel, including lack of sufficient number of staff, training, credentials, certifications, or use of best practices; (iv) propose corrective action to address cost growth, schedule delays, or performance issues; (v) explain the rationale for why a proposed corrective action is recommended