Coordinating a bathroom/bedroom update project...what's the order?
If this was my project, this order:
New tile on the outside/step in of shower. (Can shift a little, but before LVP flooring.)
New ceiling fan in bedroom. (Any time before paint, as trade availability. Earlier is better, as electrical can sometimes be invasive and messy.)
New luxury vinyl plank for both rooms. (Make sure subsequent trades protect the new flooring really well.)
New trim and doors both rooms.
Shiplap on one bedroom wall.
New granite counter top in the bathroom.
New faucets. (bathroom stuff can be earlier as trade availability dictates. If granite is being templated, get that started early.)
Dead last: Painting in both rooms. Paint pocket door, vanity, and floor to ceiling cabinet.