ls while lifting the heaviest load during Phase II and III outlined next. Analysis must show up, down, and any side loading from effects of tag line pull while lifting. Provide an analysis that recognizes the weight of the winch platform and any anchors and assume conditions where the winch would lift itself and its anchors or deadweight off the ground. Would the tower be capable of withstanding such load? At what point and under what conditions would the tower collapse? Provide a detailed analysis of the tower showing wind load after DTV and pooled communications antenna and transmission line components are added. Provide a statement of work including material, labor, and any other considerations required to make modifications to the existing tower(s) prior to installation of the DTV and pooled communications antenna components to ensure the tower remains within the wind load ratings under an incremental load. Provide a statement of work including material, labor, and any other considerations required to install and support test of the passive transmission system components supplied by a third party. Phase II: Tower Modification Apply for and obtain any necessary building permits prior to start of work. Make repairs and modify the tower in preparation for instal- lation of the passive transmission system components. 7 SPECIFYING EQUIPMENT AND SERVICES Phase III: Install Passive Transmission System Components Coordinate and collaborate with passive transmission system supplier. Move all necessary lifting and installation tools and equipment on site to unload passive transmission system components. Build or otherwise supply wooden support trestles for the an- tenna. Offload the antenna and other equipment from its delivery vehicle(s). Place the antenna on wooden trestles in accordance with the instructions and under supervision of a representative of the manufacturer. If the antenna is a panel antenna or is made up of multiple sub-assemblies, provide labor to assemble the antenna on the ground. Install gas stop, h