re of one or more networks, providing statistics that show the system's problems as a whole. By using Probe, you can also perform trend analyses on key performance indicators such as handover, level, quality and network performance. Additionally, you can query selective data. A.7 ROLLOUT PLANNER Rollout Planner is a project management system for telecom network rollouts and expan- sions. It handles the project management for implementation projects. Rollout Planner is a complete, efficient and flexible solution for project management and site tracking. The Rollout Planner platform is suitable for multi-user projects and organisa- tions; it also supports field use and therefore provides real mobility for users (see Figure A.7). Report Ven South East Construction Region a Stelfa BSC Info MSC Info Ratus ZoneAl Winstores PROPERTYDONG PROPERTY0002 Address 1 Restate Woods PROPERTY Kelbert PROPERTY Stefi Ske25 Reigate Ske40 Site49 Site50 General Artamor Fender: Site51 Identity Sta52 Ste48 SecondName Zone4 PROPERTY0015 GSH IN Site:36 PROPERTYDO12 Comments PROPERTYDOTE Consigned Site35 GoundHeight Region Zone St Construcko PROPERTY0005 August 2000 28 August 2000 4 Septemb PROPERTY Dural Compl. PROPERTY Construction Wark 16 days Telecan Staff PROPERTY CW planning 8 days Sta34 CW Started 0 days Internation CW Process 8 days Coast Figure A.7 Rollout Planner ROLLOUT PLANNER Rollout Planner provides advanced support for project management, including: detailed information at site level planning of project milestones and tracking of different tasks management of site acquisition and site candidates status information of the project on a per-site basis management of task-related documents productivity and deviation reports on individual or group of sites control of lead times between tasks and milestones. Rollout Planner has a common database with other modules of NetAct Planner, to enable seamless data usage between project management and network planning, including site acquisition and implementation status. This means that the