▁over ▁construction ▁from ▁West ing house ▁and ▁opened ▁a ▁bid ▁for ▁a ▁new ▁construction ▁management ▁contract ▁to ▁manage ▁the ▁day - to - day ▁work ▁on ▁the ▁site . ▁Southern ▁received ▁b ids ▁from ▁both ▁Fl u or ▁and ▁Be cht el . ▁On ▁August ▁ 3 1 , ▁ 2 0 1 7 , ▁Southern ▁announced ▁its ▁decision ▁to ▁move ▁forward ▁with ▁Be cht el ▁to ▁be ▁the ▁day - to - day ▁construction ▁manager ▁for ▁the ▁remainder ▁of ▁the ▁project . ▁Be cht el ▁will ▁replace ▁Fl u or , ▁who ▁will ▁no ▁longer ▁be ▁involved ▁in ▁the ▁project . ▁ ▁Cont inu ation ▁of ▁construction ▁approved ▁ 2 0 1 7 ▁In ▁November ▁ 2 0 1 7 ▁the ▁Georgia ▁Public ▁Service ▁Commission ▁( G PS C ) ▁requested ▁additional ▁documentation ▁following ▁concerns ▁that ▁design ▁blue print s ▁had ▁not ▁been ▁approved ▁by ▁appropri ately ▁lic ensed ▁engine ers , ▁which ▁has ▁legal ▁imp lications . ▁On ▁December ▁ 2 1 , ▁ 2 0 1 7 , ▁the ▁P SC ▁approved ▁the ▁continu ation ▁of ▁construction ▁on ▁Units   3   and   4 , ▁with ▁conditions ▁that ▁reduced ▁the ▁costs ▁that ▁can ▁be ▁recovered ▁from ▁rate pay ers ▁over ▁the ▁life ▁of ▁the ▁project . ▁ ▁In ▁the ▁February ▁ 2 0 1 8 ▁Vog t le ▁Const ruction ▁Mon itor ing ▁Report ▁( VC M ), ▁G PS C ▁approved ▁November ▁ 2 0 2 1 ▁and ▁November ▁ 2 0 2 2 ▁as ▁the ▁target ▁in