WYNN RESORTS LTD
CHANGE ORDER NO. 7 TO AGRMNT. FOR GUARANTEE MAX. PRICE SERV DATED DEC. 30, 2004
<DOCUMENT>
<TYPE>EX-10.9
<SEQUENCE>4
<FILENAME>dex109.htm
<DESCRIPTION>CHANGE ORDER NO. 7 TO AGRMNT. FOR GUARANTEE MAX. PRICE SERV DATED DEC. 30, 2004
<TEXT>
<HTML><HEAD>
<TITLE>Change Order No. 7 to Agrmnt. for Guarantee Max. Price Serv dated Dec. 30, 2004</TITLE>
</HEAD>
 <BODY BGCOLOR="WHITE">

 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2"><B>Exhibit 10.9 </B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT
SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2"><B>AGREEMENT FOR GUARANTEED MAXIMUM PRICE </B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT
FACE="Times New Roman" SIZE="2"><B>CONSTRUCTION SERVICES </B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman"
SIZE="2"><B>CHANGE ORDER </B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2"><B>30 December 2004
</B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE CELLSPACING="0" CELLPADDING="0" WIDTH="100%" BORDER="0" ALIGN="center">

<TR>
<TD WIDTH="50%"></TD>
<TD VALIGN="bottom" WIDTH="2%"></TD>
<TD WIDTH="48%"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2"><B>Project: Wynn Las Vegas</B></FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B>Change Order No.: 7</B></FONT></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2"><B>&#147;Contractor&#148;:</B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT
SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">MARNELL CORRAO ASSOCIATES, INC.</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">222 Via Marnell Way</FONT></P> <P STYLE="margin-top:0px;margin-bottom:1px; margin-left:1.00em; text-indent:-1.00em"><FONT
FACE="Times New Roman" SIZE="2">Las Vegas, Nevada 89119</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2"><B>&#147;Owner&#148;:</B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT
SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">WYNN LAS VEGAS, LLC</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">3131 Las Vegas Boulevard So.</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:1px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Las Vegas, Nevada 89109</FONT></P></TD></TR>
</TABLE> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; text-indent:4%"><FONT FACE="Times New Roman" SIZE="2">That certain
<B>Agreement for Guaranteed Maximum Price Construction Services between Owner and Contractor for Wynn Las Vegas (&#147;Project&#148;)</B> dated as of June 4, 2002 (&#147;Contract&#148;) is hereby modified as follows: </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2"><B>1.</B></FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B></B><B>SCOPE OF WORK</B> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:4%"><FONT FACE="Times New Roman" SIZE="2">The Scope of Work associated with Change Order No. 7 is detailed in the following Change Order narrative by project area. It should be noted that the
Owner generally agrees with the Scope of the Work but reserves the right to perform a detailed audit of the Change Order documentation pursuant to the terms of this Agreement. Subsequent adjustments, if any, will be credited to the Cost of the Work:
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">A.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B><U>Highrise Revisions</U></B> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">1.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Revised Machine Roof Steel</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide added and modified steel at the machine room roof at the tower roof level. All work shall be completed in accordance with Butler Ashworth
Architect&#146;s Highrise drawing revisions dated 12 April 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman"
SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 70102-43 dated 15 October 2004, <B>$33,970</B>. </FONT></P>

<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">


<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">2.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Added Platform for Window Washing Stage Access</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide structural detailing, fabrication and erection of added platform for rooftop window washing stage access. All work shall be completed in
accordance with Butler Ashworth Architects&#146; structural drawings dated 15 July 2004, 21 July 2004 and item No. 346 of the Project Meeting Minutes. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 70102-44 dated 6 October 2004, <B>$262,000</B>.
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">4.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Roof Access Ladders</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide five (5) added roof ladders for access to high roof areas and perimeter catwalk for window washing stages. All work shall be completed in
accordance with Lochsa Engineering sketches LESK54 thru LESK66 dated 10 September 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT
FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 70102-45 dated 15 November 2004, as modified and agreed upon 21 December 2004, <B>$108,618</B>.<I></I> </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">5.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Catwalk Level Added Staging Rooms</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide framing, drywall, doors, frames and hardware for catwalk level staging rooms at stair Nos. 1 &#150; 3. All work shall be completed in accordance
with Butler Ashworth Architects&#146; NOC HR037 dated 30 June 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman"
SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 70102-55 dated 15 October 2004, <B>$7,927</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">6.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Sorting Golden Beach Marble</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide labor to related to the sorting, re-packaging and stocking of Tower guestroom marble due to color shade variation and edge chipping on floors 25,
26, 27 and 28. All work is in accordance with WDD Field Directive of 3 March 2004 and 3 May 2004 letter to MCA. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 70102-35 dated 23 June 2004 as modified and agreed upon,
<B>$67,136</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 2 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">


<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">7.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Repair Damaged/Broken Marble Material</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Reimbursement to T. Nickolas for repairs to damaged and broken marble materials as itemized on T. Nickolas broken material logs from 14 November 2003
through 17 June 2004. All work in accordance with WDD field direction in support of the project schedule. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 70102-37 dated 22 September 2004, <B>$88,652</B>.<B></B>
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">8.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Repairing Damaged/Broken Marble Material</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Reimbursement to T. Nickolas for repairs to damaged and broken marble materials as itemized on T. Nickolas broken material logs from 22 June 2004 through
10 November 2004. All work in accordance with WDD field direction in support of the project schedule. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 70102-38 dated 23 November 2004, <B>$55,519</B>.
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">B.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B><U>Lowrise Area 1</U></B> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">1.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Control Valves for Gas Meters</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide 16&#148; control valves for the gas meters for the central plant boilers. All work shall be completed in accordance with WDD direction.
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase
per MCA Change Proposal Request No. 71102-02 dated 22 October 2004, <B>$32,660</B>.<I></I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">2.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Electrical Revisions per 6/28/04 Drawings</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide door wiring revisions and related electrical changes and power to trash compactors provided by Owner&#146;s vendor. All work shall be completed
in accordance with Butler Ashworth Architects&#146; revised electrical drawings dated 28 June 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 71102-10 dated 8 November 2004, <B>$61,846</B>.
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 3 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">


<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">3.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Employee Entrance Canopy</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide foundations, concrete walkway, 260 lf of awning structure, wall panel system, fire sprinkler and electrical/lighting work. All work shall be
completed in accordance with Butler Ashworth Architects design criteria as issued 10/20/04 including subsequent clarification sketches issued in support of Arup report dated 12/10/04. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT
SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 71102-16 dated 17 December
2004 as modified and agreed upon to reflect reduced lighting scope 22 December 2004, <B>$186,233</B>. <B></B> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">4.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Removable Patio Railing</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide removable aluminum railing, in lieu of steel railing, along the Grand Patio due to weight concern. All work shall be completed per WDD field
direction. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price.
</I>Total increase per MCA Change Proposal Request No. 71102-13 dated 30 November 2004, <B>$6,524</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">5.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Mail Room Mechanical Emergency Shunt</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide electrical work for the installation of an emergency mechanical system shut-off switch in the Mail Room. All work shall be completed in
accordance with Butler Ashworth Architects&#146; revised sketches dated 10 December 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT
FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 71102-15 dated 17 December 2004, <B>$3,868</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT
SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">C.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B><U>Lowrise &#150; Area 2 </U></B> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">1.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Relocate Mechanical Piping</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Relocate existing mechanical piping from the mezzanine level to the Casino Level due to equipment conflicts. All work shall be completed in accordance
with Butler Ashworth Architects NOC LR-2-107 dated 27 August 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman"
SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. LR-2-107 dated 12 September 2004, <B>$32,429</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 4 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">


<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">2.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Relocate Mechanical Mains</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Relocation of the existing piping mains to accommodate the reorientation of PCH coils. All work shall be completed in accordance with Butler Ashworth
Architects&#146; revised mechanical drawings LR-S-2-MPZ.05 dated 1 June 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT
FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 71202-7/1/04 dated 1 July 2004, <B>$72,598</B>.<I></I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT
SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">3.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Casino Linear Diffuser Modifications</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Change 8&#146; linear diffusers to 44&#148; due to curvature of adjacent millwork. Provide non-functional linear diffuser infill between the 44&#148;
diffusers for aesthetic purposes. All work shall be completed in accordance with verbal direction provided during a field review meeting by WDD. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price.</I> Total increase per MCA Change Proposal Request No. 71202-05 Rev. 1 dated 9 July 2004, <B>$89,968</B>.
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">4.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Performance Lounge Redesign</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide all additional work related to the modification of the existing Performance Lounge design into an Ultra Lounge concept. All work shall be
completed in accordance with revised Butler Ashworth Architects&#146; and WDD Interior Design drawings dated 1 June and 28 June 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Revised Change Proposal Request No. 71202-12 dated 30 December 2004,
<B>$1,004,987</B>. <I></I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">5.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Revisions per 28 June 2004 Drawings</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide framing, drywall, plumbing, mechanical piping, fan coil units, sheet metal, electrical and lighting work in the Performance lounge raised floor
area and patio, Mezzanine Level, Casino Level, Spa Level. All work shall be completed in accordance with Butler Ashworth Architects&#146; and WDD Interiors drawing revisions dated 28 June 2004. </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change
Proposal Request No. 71202-15 dated 15 November 2004, <B>$477,199</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 5 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">


<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">6.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Spa and W. Ink Pen / Sunglasses Store Mechanical, Plumbing and Electrical Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT
SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide all work related to base building modifications associated with revised operational program including but not
necessarily limited to added fire sprinklers and piping for the Spa Tanning Room; install piping and connections to fan coil unit serving the pen and sunglasses store; install fan coil unit and associated ductwork in pen and sunglasses store;
miscellaneous mechanical and ductwork changes at the Spa Level and restrooms. All work shall be in accordance with Butler Ashworth architects&#146; revised mechanical, plumbing and electrical drawings dated 26 August 2004. </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change
Proposal Request No. 71202-17 dated 15 November 2004, <B>$127,778</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">7.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Electrical Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide lighting revisions in the Race &amp; Sports Book, added dryers in the Spa and re-circuiting of Spa exhaust fans. All work shall be completed in
accordance with Butler Ashworth Architects&#146; revised electrical drawings dated 20 September 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No.71202-18 as revised and agreed upon per MCA letter of 23
December 2004, <B>$10,000</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">8.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>KHS&amp;S Extra Work</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide framing, drywall, taping and sealing work. All work shall be completed in accordance with Butler Ashworth Architects&#146; NOC&#146;s, Design
Change Directives, Clark County Building Department Notifications and Architectural Directives issued between 28 June and 16 October 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No.71202-24 dated 21 December 2004, <B>$615,082</B>.
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">9.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Cancellation of Sound Attenuated Ceilings at Mechanical Rooms</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">De-mobilization and materials cost for the cancelled sound attenuated ceiling added per Butler Ashworth Architects&#146; drawing LR-M2A3.03. The ceilings
were canceled on 1 June 2004 pursuant to a conversation between Perry Eiman of MCA and Todd Nisbet of WDD. Approved cost for portion of Work that was completed and associated re-stocking fees for isolation hangers. </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 6 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">

 <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 71202-25
dated 21 December 2004, <B>$17,185</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">10.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Bombard Electrical Extra Work Ticket Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide miscellaneous extra electrical work. All work shall be completed in accordance with Butler Ashworth Architects&#146; NOC&#146;s, Design Change
Directives, Clark County Building Department Notifications and Architectural Directives issued between 28 June and 26 September 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No.71202-26 dated 27 December 2004, <B>$492,800</B>.
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">D.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B><U>Lowrise &#150; Area 3</U></B> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">1.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Nightclub Budget Validation</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Reconcile Contractors Interior Budget with Exhibit F pursuant to the terms of the Agreement. Provide millwork, stone, glass &amp; glazing, ornamental
metals, decorative doors, acoustical panels, specialty lighting and decorative concrete work. All work shall be completed in accordance with WDD Interior&#146;s drawings dated 23 August 2004. </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change
Proposal Request No. 71302-06 dated 19 November 2004 as modified and agreed upon 12/30/04, <B>$906,636</B>.<I></I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">2.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Architectural, Structural and MP&amp;E Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide excavation, structural steel, framing, drywall, plumbing, mechanical and electrical work. All work shall be completed in accordance with Butler
Ashworth Architects&#146; NOC dated through 28 June 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman"
SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 71302-08 dated 19 November 2004 as supplemented 12/21/04, <B>$2,423,778</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT
SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">3.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Architectural, Structural and MP&amp;E Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide architectural, structural, millwork, glass &amp; glazing, framing, drywall, plumbing, mechanical, lighting and electrical work. All work shall be
completed in accordance with Butler Ashworth Architects&#146; drawings and NOC&#146;s dated through 23 August 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 7 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">

 <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price</I>. Total increase per MCA Change Proposal Request No.71302-09
as modified through revision 2 dated 29 December 2004, <B>$1,825,345</B>.<B></B> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">4.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Architectural and MP&amp;E Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide millwork, framing, drywall, plumbing, mechanical and electrical work. All work shall be completed in accordance with Butler Ashworth
Architects&#146; drawings and NOC&#146;s dated through 27 September 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT
FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No.71302-10 as modified through revision 1 dated 29 December 2004, <B>$362,012</B>. </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">5.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Japanese Teppanyaki Hood Support Provisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide the revised structural support for the Japanese Teppanyaki Hoods. All work shall be completed in accordance with WDD Interiors NOC No. LR3-294
and LR3-313 dated 22 November and 07 December 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman"
SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 71302-16R as modified through revision 1 dated 29 December 2004, <B>$97,930</B>. <B></B> </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">6.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Cased Wall Openings @ Auberge Bouloud</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide four (4) openings and millwork casings with special finish in exterior wall of restaurant to provide view into bar area. All work shall be
completed in accordance with Jeffrey Beers correspondence dated 18 November 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT
FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 71302-17 dated 28 December 2004, <B>$11,801</B>. <I></I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT
SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">E.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B><U>Lowrise &#150; Area 4</U></B> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">1.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Baccarat Budget Validation</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Reconcile Contractors Interior Budget with Exhibit F pursuant to the terms of the Agreement. Provide ornamental metals, millwork, glass &amp; glazing,
toilet partitions &amp; accessories, stone installation and decorative lighting work. All work shall be completed in accordance with Avery Brooks and Associates interior design drawings dated 25 August 2004. </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 8 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">

 <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 71402-09
dated 23 December 2004 as modified and agreed upon 12/30/04, <B>$401,237</B>.<I></I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT
FACE="Times New Roman" SIZE="2"><I>Increase to Owner Controlled Contingency. </I>Increase Owner Controlled Contingency per MCA Change Proposal Request No71402-09 dated 23 December 2004 as modified and agreed upon 12/30/04, <B>$401,237</B>.<I></I>
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">2.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Structural, Architectural, Interiors and MP&amp;E Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide structural steel support for trellis at Grande Cafe, upgraded finishes at corridor between North Promenade and High Limit Area, millwork changes
at Hotel Sales and Catering, framing, drywall, EIFS, plumbing, mechanical and electrical work. All work shall be completed in accordance with Butler Ashworth Architects&#146; drawing revisions dated 28 June 2004. </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change
Proposal Request No.71402-06 dated 17 November 2004, <B>$2,227,206</B>. <I></I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">3.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Structural, Architectural, Interiors and MP&amp;E Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide structural and miscellaneous steel at Clubhouse Trellis and Staff Dining, millwork POS station at Fine Watches, framing, drywall, EIFS to
accommodate changed window openings at Grande Cafe, quarry tile, plumbing, mechanical linear diffuser change at Fine Watches and electrical underground conduit work at Fairway Villas. All work shall be completed in accordance with Butler Ashworth
Architects&#146; post 28 June drawings and NOC&#146;s dated 22 November 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT
FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No.71402-07 dated 22 November 2004, <B>$1,056,815</B>. <I></I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT
SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">4.<B><I></I></B></FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B><I></I></B><U>Architectural and MP&amp;E Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide added framing, expansion joint covers, drywall finish and EIFS additions at Clubhouse, Staff Dining and Ferrari; McKeon fire doors for Showroom
Promenade, added operable partition at Training Rooms and related plumbing, mechanical and electrical and lighting change work. All work shall be completed in accordance with Butler Ashworth Architects&#146; drawing revisions dated 07 September
2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price.</I> Total
increase per MCA Change Proposal Request No.71402-10 dated 21 December 2004, <B>$1,304,852</B>. <B><I></I></B> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 9 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">


<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">5.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Architectural and Electrical Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide added millwork frames, framing, drywall, and electrical work for added Sports Tickers. All work shall be completed in accordance with Butler
Ashworth Architects&#146; drawing revisions dated 20 September 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman"
SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No.71402-11 dated 22 December 2004, <B>$10,395</B>.<I></I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">F.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U><B>Pool Area </B></U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">1.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Added Lighting in Pool Area</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide added lighting and AV devices at Pool Area. Work to be in accordance with Butler Ashworth architects&#146; revised lighting plans dated 28 June
2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total
increase per MCA Change Proposal Request No.71502-03 dated 15 November 2004, <B>$257,303</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">2.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Electrical Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide all electrical work related to providing one-foot candle at all Lowrise exit paths through pool area and misc. electrical for cabanas. All work
shall be completed in accordance with Butler Ashworth Architects&#146; revised electrical drawings dated 19 August 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No.71502-04 dated 15 November 2004, <B>$61,389</B>.
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">3.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Pool Bar Column</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide a larger column surround to enclose the structural I-beam column and provide adequate utility chase clearance. All work shall be completed in
accordance with Butler Ashworth Architects&#146; NOC LR-235-173 dated 14 December 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT
FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No.71502-05 dated 15 December 2004, <B>$7,740</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT
SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 10 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">


<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">G.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B><U>Villas</U></B> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">1.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Lighting in Villa Showers</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide LED light fixtures for 17 ea. showers in lieu of the originally specified fluorescent tube fixtures. All work shall be completed in accordance
with WDD Interiors revised details and Brad Bouch directive dated 23 November 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT
FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 70802-05 dated 13 December 2004, <B>$90,955</B>.<B></B> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT
SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">2.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Mechanical and Plumbing Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide mechanical and plumbing revisions to Lowrise Villas. All work shall be completed in accordance with Butler Ashworth Architects&#146; revised
mechanical and plumbing drawings dated 28 June 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman"
SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 70802-02 dated 15 November 2004, <B>$98,617</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">H.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B><U>Fairway Villas</U></B> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">1.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Marble Faced Tub Access Panels</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide 36 ea. tub access panels with marble facing. All work shall be completed in accordance with WDD Interiors NOC FV ID.028 dated 21 July 2004.
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase
per MCA Change Proposal Request No. 70902-02 dated 29 October 2004, <B>$75,563</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">2.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Closet Louvered Access Panels</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide louvered access panels in His and Her closets in all 2-bedroom suites. All work shall be completed in accordance with WDD Interiors design sketch
dated 12 November 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum
Price. </I>Total increase per MCA Change Proposal Request No. 70902-10 dated 06 December 2004, <B>$9,651</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 11 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">


<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">3.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Electrical Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide electrical revisions in all Fairway Villas rooms. All work shall be completed in accordance with Butler Ashworth Architects&#146; revised
electrical drawings dated 28 June 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to
Guaranteed Maximum Price</I>. Total increase per MCA Change Proposal Request No. 70902-06 dated 15 November 2004, <B>$52,126</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">4.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>HVAC Revisions and Parapet Modifications</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide a horizontal fan coil unit in the south electrical room and install additional EIFS at parapet wall. All work shall be in accordance with Butler
Ashworth Architects&#146; NOC No. FV-013 and revised detail 5/A4.10. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman"
SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No.70902-09 dated 15 November 2004, <B>$31,373</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">5.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Transformer Relocation</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide the relocation of the roof top electrical room transformers. All work shall be completed in accordance with Butler Ashworth Architects&#146;
sketches and NOC FV-006 dated 2 August 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to
Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No.70902-10/20/04 dated 10 October 2004, <B>$17,045</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">I.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B><U>Fairway Villa Expansion</U></B> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">1.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Marble Faced Tub Access Panels</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide 36 ea. tub access panels with marble facing. All work shall be completed in accordance with WDD Interiors NOC FV ID.028 dated 21 July 2004.
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase
per MCA Change Proposal Request No. 71002-03 dated 29 October 2004, <B>$75,563</B>.<I></I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">2.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Closet Louvered Access Panels</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide louvered access panels in His and Her closets in all 2-bedroom suites. All work shall be completed in accordance with WDD Interiors design sketch
dated 12 November 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 12 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">

 <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 71002-06
dated 06 December 2004, <B>$9,651</B>. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">3.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Mechanical and Plumbing Revisions</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide added plumbing and mechanical work for Golf Cart Storage, including floor drains, storm drains, fan coil units and ductwork. All work is to be in
accordance with Butler Ashworth Architects&#146; revised mechanical and plumbing plans dated 17 May and 21 June 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 71002-05 dated 08 November 2004, <B>$141,691</B>.
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">J.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B><U>Encore</U></B> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">1.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Telecommunications Backbone Tie-in</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Provide telecommunications distribution to TMH6 for Encore from Area 4 electrical room. All work shall be completed in accordance with Butler Ashworth
Architects&#146; revised electrical drawings dated 22 September 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman"
SIZE="2"><I>Increase to Guaranteed Maximum Price. </I>Total increase per MCA Change Proposal Request No. 706-03 dated 22 October 2004, <B>$16,509</B>.<B></B> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">K.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B><U>Allowance Confirmation</U></B> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">1.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Race &amp; Sports Book &#150; Allowance Confirmation</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Confirmation of Race &amp; Sports Book Audio Visual allowance to reflect actual bid cost pursuant to Article 3 of the Agreement. </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>No change to Guaranteed Maximum Price.</I> Transfer of $326,555 from
Contractor Controlled Contingency to Owner Controlled Contingency as detailed by MCA Change Proposal Request No. 71202-09. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">2.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Night Club Audio Visual Allowance confirmation</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Confirmation of Night Club Audio Visual allowance to reflect direct purchase of this Work scope by Owner on a design-build basis from Ford Audio Video.
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>No change to Guaranteed Maximum Price.</I> Transfer of
$500,000 from Contractor Controlled Contingency to Owner Controlled Contingency as detailed by MCA Change Proposal Request No. 71302-14 dated 23 November 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 13 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">


<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">3.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Motorized Windows at Italian Restaurant Allowance Confirmation</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Confirmation of Italian restaurant motorized window allowance to reflect deletion of work scope from the project program. </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>No change to Guaranteed Maximum Price.</I> Transfer of $100,000 from
Contractor Controlled Contingency to Owner Controlled Contingency as detailed by MCA Change Proposal Request No. 71302-15 dated 23 November 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="8%"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD WIDTH="5%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2">4.</FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><U>Porte Cochere Fountain</U> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2">Confirmation of Porte Cochere Fountain Allowance to reflect deletion of this work scope from project program and replacement with landscape topiary and
statuary furnished by Owner. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:13%"><FONT FACE="Times New Roman" SIZE="2"><I>No change to Guaranteed
Maximum Price.</I> Transfer of $450,000 from Contractor Controlled Contingency to Owner Controlled Contingency as detailed by MCA Change Proposal Request No. 70602-09 dated 12 November 2004. </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>TOTAL SCOPE OF WORK &#150; CHANGE ORDER NO. 7 </B></FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE CELLSPACING="0" CELLPADDING="0" WIDTH="80%" BORDER="0" STYLE="BORDER-COLLAPSE:COLLAPSE" ALIGN="center">

<TR>
<TD WIDTH="86%"></TD>
<TD VALIGN="bottom" WIDTH="5%"></TD>
<TD></TD>
<TD></TD></TR>
<TR BGCOLOR="#cceeff">
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Transfer unused allowance items within current GMP to Owner Controlled Contingency (No Increase to GMP).</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">1,376,556</FONT></TD></TR>
<TR>
<TD HEIGHT="8"></TD>
<TD HEIGHT="8" COLSPAN="3"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Increase Owner Controlled Contingency detailed by Item No. E-1 of this Change Order</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">401,237</FONT></TD></TR>
<TR>
<TD HEIGHT="8"></TD>
<TD HEIGHT="8" COLSPAN="3"></TD></TR>
<TR BGCOLOR="#cceeff">
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Increase to Contractor Controlled Budget to incorporate the Scope of Work detailed above.</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">15,428,162</FONT></TD></TR>
<TR>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><HR SIZE="1" NOSHADE ALIGN="right" COLOR="#000000"></TD>
<TD VALIGN="bottom"><HR SIZE="1" NOSHADE COLOR="#000000"></TD></TR>
<TR BGCOLOR="#cceeff">
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2"><B>Total Guaranteed Maximum Price Increase</B></FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2"><B>$</B></FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2"><B>15,829,399</B></FONT></TD></TR>
<TR>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><HR SIZE="3" NOSHADE ALIGN="right" COLOR="#000000"></TD>
<TD VALIGN="bottom"><HR SIZE="3" NOSHADE COLOR="#000000"></TD></TR>
</TABLE> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 14 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">


<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2"><B>2.</B></FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B></B><B>INCREASE TO GUARANTEE MAXIMUM PRICE</B> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:4%"><FONT FACE="Times New Roman" SIZE="2">The Guaranteed Maximum Price set forth in <U>Section 3.1</U> of the Contract is by this Change Order hereby increased from $1,062,684,457 to
$1,078,513,856, based on the Changes described in Paragraph 1 above. The detailed breakdown of the foregoing increase is contained in the Revised Contractors Work and Guaranteed Maximum Price Breakdown labeled as <U>Revised Exhibit F</U> and dated
30 December 2004, and attached to this Change Order. Accordingly, the original Guaranteed Maximum Price Breakdown attached as <U>Exhibit F</U> to the Contract is hereby deleted and substituted therefore is the Revised Contractors Work and Guaranteed
Maximum Price Breakdown attached hereto. From and after the date of this Change Order, all references in the Contract Documents to the &#147;Guaranteed Maximum Price Breakdown&#148; attached as <U>Exhibit F</U> to the Contract shall mean and refer
to the Revised Contractors Work and Guaranteed Maximum Price Breakdown attached hereto as <U>Revised Exhibit F</U>. From and after the date of this Change Order, any and all references in the Contract Documents to the &#147;Guaranteed Maximum
Price&#148; shall mean the amount of $1,078,513,856. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:4%"><FONT FACE="Times New Roman" SIZE="2">As of
the date hereof, the Guaranteed Maximum Price is $1,078,513,856 and reflects the settlement of all claims related to the Contractor&#146;s concerns over late or incomplete drawings as detailed in the Monthly Project Status Reports issued through
November 30, 2004. Other than as set forth in the Schedule 1 to the December 2004 Advance Certificate which includes pending scope revisions in an amount not to exceed $1,000,000 (the &#147;Pending Scope Revisions&#148;), the Contractor does not
know of any grounds which would entitle the Contractor to an Increase in the Guaranteed Maximum Price. As of the date hereof, the Pending Scope Revisions are under review by the Contractor and will be submitted to the Owner for review and processing
pursuant to the terms of the Contract. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE STYLE="BORDER-COLLAPSE:COLLAPSE" BORDER="0" CELLPADDING="0" CELLSPACING="0" WIDTH="100%">
<TR>
<TD WIDTH="4%" VALIGN="top" ALIGN="left"><FONT FACE="Times New Roman" SIZE="2"><B>3.</B></FONT></TD>
<TD ALIGN="left" VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B></B><B>PROJECT SCHEDULE</B> </FONT></TD></TR></TABLE> <P STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:0px; margin-left:4%"><FONT FACE="Times New Roman" SIZE="2">The current Project Schedule for the contract scope dated 30 November 2004 (Schedule Update #25) and attached as <U>Exhibit B</U> to the Contract shall
remain unchanged. The Contract Time of 910 calendar days from Date of Commencement, and the Guaranteed Date of Substantial Completion, as defined in <U>Section 4.1</U> of the Contract, remain unchanged by this Change Order. </FONT></P> <P
STYLE="margin-top:0px;margin-bottom:-6px"><FONT SIZE="1">&nbsp;</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:4%"><FONT FACE="Times New Roman" SIZE="2">As of the date hereof the Guaranteed Date of Substantial Completion for the
Project, excluding the Showroom Addition, is 27 April 2005 and the Guaranteed Date of Substantial Completion for the Showroom Addition is 26 August 2005. The Contractor does not know of any facts or circumstances which would cause Substantial
Completion to be delayed beyond the stated dates. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 15 - </FONT></P>


<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">

 <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:4%"><FONT FACE="Times New Roman" SIZE="2">All initial capitalized terms used in this Change Order shall have the meaning ascribed to them in the
Contract, unless otherwise defined herein. This Change Order is effective as of 30 December 2004. </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
<TABLE CELLSPACING="0" CELLPADDING="0" WIDTH="100%" BORDER="0">

<TR>
<TD WIDTH="4%"></TD>
<TD VALIGN="bottom" WIDTH="1%"></TD>
<TD WIDTH="45%"></TD>
<TD VALIGN="bottom" WIDTH="1%"></TD>
<TD WIDTH="4%"></TD>
<TD VALIGN="bottom" WIDTH="1%"></TD>
<TD WIDTH="44%"></TD></TR>
<TR>
<TD VALIGN="top" COLSPAN="3"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2"><B>OWNER:</B></FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom" COLSPAN="3"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2"><B>CONTRACTOR:</B></FONT></P></TD></TR>
<TR>
<TD HEIGHT="16" COLSPAN="3"></TD>
<TD HEIGHT="16" COLSPAN="4"></TD></TR>
<TR>
<TD VALIGN="top" COLSPAN="3"> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">WYNN LAS VEGAS, LLC,</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:1px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">a Nevada limited liability company,</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom" COLSPAN="3"> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">MARNELL CORRAO ASSOCIATES, INC.,</FONT></P> <P
STYLE="margin-top:0px;margin-bottom:1px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">a Nevada corporation</FONT></P></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">By:</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">/s/ Todd Nisbet</FONT></P><HR WIDTH="78%" SIZE="1" NOSHADE COLOR="#000000" ALIGN="left"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">By:</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">/s/ Perry Eiman</FONT></P><HR WIDTH="78%" SIZE="1" NOSHADE COLOR="#000000" ALIGN="left"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Name:</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Todd Nisbet</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Name:</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Perry Eiman</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Title:</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Assistant Secretary</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Title:</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">President</FONT></P></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD>
<TD HEIGHT="16" COLSPAN="4"></TD></TR>
<TR>
<TD VALIGN="top"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom" COLSPAN="3"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2"><B>ARCHITECT:</B></FONT></P></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD>
<TD HEIGHT="16" COLSPAN="4"></TD></TR>
<TR>
<TD VALIGN="top"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom" COLSPAN="3"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">BUTLER/ASHWORTH ARCHITECTS, LLC</FONT></P></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">By:</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-top:0px;margin-bottom:0px; margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">/s/ DeRuyter Butler</FONT></P><HR WIDTH="78%" SIZE="1" NOSHADE COLOR="#000000" ALIGN="left"></TD></TR>
<TR>
<TD VALIGN="top"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Name:</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">DeRuyter Butler</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Title:</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">President</FONT></P></TD></TR>
</TABLE> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">- 16 - </FONT></P>

</BODY></HTML>
</TEXT>
</DOCUMENT>
