CHENIERE ENERGY INC
CHANGE ORDERS 2, 3 AND 7 TO AGREEMENT DATED JANUARY 5, 2007
<DOCUMENT>
<TYPE>EX-10.3
<SEQUENCE>4
<FILENAME>dex103.htm
<DESCRIPTION>CHANGE ORDERS 2, 3 AND 7 TO AGREEMENT DATED JANUARY 5, 2007
<TEXT>
<HTML><HEAD>
<TITLE>Change Orders 2, 3 and 7 to Agreement dated January 5, 2007</TITLE>
</HEAD>
 <BODY BGCOLOR="WHITE">

 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2"><B>Exhibit 10.3 </B></FONT></P> <P STYLE="margin-top:12px;margin-bottom:0px" ALIGN="center"><FONT
FACE="Times New Roman" SIZE="2"><B><U>SCHEDULE D-1 </U></B></FONT></P> <P STYLE="margin-top:12px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2"><B>CHANGE ORDER FORM </B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"
ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">(for use when the parties mutually agree upon and execute the Change Order Pursuant to Section&nbsp;6.1B or 6.2C) </FONT></P> <P STYLE="font-size:12px;margin-top:0px;margin-bottom:0px">&nbsp;</P>
<TABLE CELLSPACING="0" CELLPADDING="0" WIDTH="100%" BORDER="0" ALIGN="center">

<TR>
<TD WIDTH="51%"></TD>
<TD VALIGN="bottom" WIDTH="2%"></TD>
<TD WIDTH="47%"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>PROJECT NAME:</B> Creole Trail Pipeline - Segment 2</FONT></P> <P STYLE="margin-top:0px;margin-bottom:1px"><FONT FACE="Times New Roman"
SIZE="2">Project, Alternate Route Single Line Option</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B>CHANGE ORDER NUMBER: CO 2-002</B></FONT></TD></TR>
<TR>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2"><B>DATE OF CHANGE ORDER: 03/29/07</B></FONT></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B>OWNER:</B> Cheniere Creole Trail Pipeline, L.P.</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B>CONTRACTOR:</B> Sunland Construction, Inc.</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"></TD></TR>
</TABLE> <P STYLE="margin-top:12px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>DATE OF AGREEMENT:</B> January&nbsp;5, 2007 </FONT></P> <P
STYLE="font-size:12px;margin-top:0px;margin-bottom:0px">&nbsp;</P><HR SIZE="1" NOSHADE COLOR="#000000" ALIGN="left"> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>The Agreement between the Parties listed above
is changed as follows:</B> <I>(attach additional documentation if necessary)</I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>Provide equipment and labor necessary to remove 18 foreign flowlines
from the Gulfport Energy East Hackberry Field per the attached Sunland March&nbsp;13, 2007 T &amp; M estimate of $32,821 per day. </B></FONT></P> <P STYLE="font-size:12px;margin-top:0px;margin-bottom:0px">&nbsp;</P><HR SIZE="1" NOSHADE
COLOR="#000000" ALIGN="left"> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>Adjustment to Estimated Contract Price </B></FONT></P>
<TABLE CELLSPACING="0" CELLPADDING="0" WIDTH="100%" BORDER="0" ALIGN="center">

<TR>
<TD WIDTH="89%"></TD>
<TD VALIGN="bottom" WIDTH="3%"></TD>
<TD></TD>
<TD></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">The original Estimated Contract Price was</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">70,078,195</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Net change by previously authorized Change Order (#CO2-001)</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">1,676,000</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">The Estimated Contract Price prior to this Change Order was</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">71,754,195</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">The Estimated Contract Price will be increased by this Change Order in the amount of</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">850,000</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">The new Estimated Contract Price including this Change Order will be</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">72,604,195</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
</TABLE> <P STYLE="margin-top:18px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>Adjustment to dates in Project Schedule </B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT
FACE="Times New Roman" SIZE="2">The following dates are modified <I>(list all dates modified; insert N/A if no dates modified):</I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Mechanical
Completion Date will be unchanged by
<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>
(<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>) Days </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Mechanical Completion Date as of the date of this Change Order therefore is
March 15, 2008 <I> </I></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><I>(attach additional documentation if necessary)&nbsp;&nbsp;&nbsp;&nbsp;<U>No Attachment</U></I> </FONT></P> <P
STYLE="margin-top:12px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Substantial Completion Date will be unchanged by
<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>
(<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>) Days </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Substantial Completion Date as of the date of this Change Order therefore is
<I> </I></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><I>(attach additional documentation if necessary)&nbsp;&nbsp;&nbsp;&nbsp;<U>No Attachment</U></I> </FONT></P> <P
STYLE="margin-top:12px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Final Completion Date will be unchanged by
<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>
(<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>) Days </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Final Completion Date as of the date of this Change Order therefore is
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><I>(attach additional documentation if necessary)&nbsp;&nbsp;&nbsp;&nbsp;<U>No Attachment</U></I> </FONT></P> <P
STYLE="margin-top:12px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">Adjustment to other Changed Criteria (insert N/A if no changes or impact; <I>attach additional documentation if
necessary)</I>&nbsp;&nbsp;&nbsp;&nbsp;<U>&nbsp;&nbsp;&nbsp;&nbsp;N/A&nbsp;&nbsp;&nbsp;&nbsp;</U> </FONT></P> <P STYLE="margin-top:12px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">Upon execution of this Change Order by Owner and
Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all
other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties&#146; duly authorized representatives. </FONT></P> <P
STYLE="font-size:12px;margin-top:0px;margin-bottom:0px">&nbsp;</P>
<TABLE CELLSPACING="0" CELLPADDING="0" WIDTH="100%" BORDER="0" ALIGN="center">

<TR>
<TD WIDTH="41%"></TD>
<TD VALIGN="bottom" WIDTH="1%"></TD>
<TD WIDTH="18%"></TD>
<TD VALIGN="bottom" WIDTH="1%"></TD>
<TD WIDTH="39%"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">Cheniere Creole Trail Pipeline, L.P.</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">Sunland Construction, Inc.</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Owner</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Contractor</FONT></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">/s/ R. Keith Teague</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">/s/ Randy Mautarin</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Name</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Name</FONT></TD></TR>
<TR>
<TD HEIGHT="8"></TD>
<TD HEIGHT="8" COLSPAN="2"></TD>
<TD HEIGHT="8" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">President</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">Project Manager</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Title</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Title</FONT></TD></TR>
<TR>
<TD HEIGHT="8"></TD>
<TD HEIGHT="8" COLSPAN="2"></TD>
<TD HEIGHT="8" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">Sept. 25, 2007</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">April 4, 2007</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Date of Signing</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Date of Signing</FONT></TD></TR>
</TABLE>

<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">

 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2"><B><U>SCHEDULE D-1 </U></B></FONT></P> <P STYLE="margin-top:12px;margin-bottom:0px" ALIGN="center"><FONT
FACE="Times New Roman" SIZE="2"><B>CHANGE ORDER FORM </B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">(for use when the parties mutually agree upon and execute the Change Order Pursuant
to Section&nbsp;6.1B or 6.2C) </FONT></P> <P STYLE="font-size:12px;margin-top:0px;margin-bottom:0px">&nbsp;</P>
<TABLE CELLSPACING="0" CELLPADDING="0" WIDTH="100%" BORDER="0" ALIGN="center">

<TR>
<TD WIDTH="51%"></TD>
<TD VALIGN="bottom" WIDTH="2%"></TD>
<TD WIDTH="47%"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>PROJECT NAME:</B> Creole Trail Pipeline - Segment 2</FONT></P> <P STYLE="margin-top:0px;margin-bottom:1px"><FONT FACE="Times New Roman"
SIZE="2">Project, Alternate Route Single Line Option</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B>CHANGE ORDER NUMBER: CO 2-003</B></FONT></TD></TR>
<TR>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2"><B>DATE OF CHANGE ORDER: 08/07/07</B></FONT></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B>OWNER:</B> Cheniere Creole Trail Pipeline, L.P.</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B>CONTRACTOR:</B> Sunland Construction, Inc.</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"></TD></TR>
</TABLE> <P STYLE="margin-top:12px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>DATE OF AGREEMENT:</B> January&nbsp;5, 2007 </FONT></P> <P
STYLE="font-size:12px;margin-top:0px;margin-bottom:0px">&nbsp;</P><HR SIZE="1" NOSHADE COLOR="#000000" ALIGN="left"> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>The Agreement between the Parties listed above
is changed as follows:</B> <I>(attach additional documentation if necessary)</I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>Provide equipment and labor necessary to perform a horizontal
directional drill along the 42&#148; Creole Trail Segment 2 pipeline centerline beneath the two Kinder Morgan pipelines in Lake Calcasieu. Price is outlined in the attached 8/1/07 </B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT
FACE="Times New Roman" SIZE="2"><B>e-mail message. </B></FONT></P> <P STYLE="font-size:12px;margin-top:0px;margin-bottom:0px">&nbsp;</P><HR SIZE="1" NOSHADE COLOR="#000000" ALIGN="left"> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT
FACE="Times New Roman" SIZE="2"><B>Adjustment to Estimated Contract Price </B></FONT></P>
<TABLE CELLSPACING="0" CELLPADDING="0" WIDTH="100%" BORDER="0" ALIGN="center">

<TR>
<TD WIDTH="89%"></TD>
<TD VALIGN="bottom" WIDTH="3%"></TD>
<TD></TD>
<TD></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">The original Estimated Contract Price was</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">70,078,195</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Net change by previously authorized Change Orders (#CO2-001 and CO2-002)</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">2,526,000</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">The Estimated Contract Price prior to this Change Order was</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">72,604,195</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">The Estimated Contract Price will be increased by this Change Order in the amount of</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">3,095,100</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">The new Estimated Contract Price including this Change Order will be</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">75,699,295</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
</TABLE> <P STYLE="margin-top:18px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>Adjustment to dates in Project Schedule </B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT
FACE="Times New Roman" SIZE="2">The following dates are modified <I>(list all dates modified; insert N/A if no dates modified):</I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Mechanical
Completion Date will be unchanged by
<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>
(<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>) Days </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Mechanical Completion Date as of the date of this Change Order therefore is
<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>, 2008 <I> </I></FONT></P>
<P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><I>(attach additional documentation if necessary)&nbsp;&nbsp;&nbsp;&nbsp;<U>No Attachment</U></I> </FONT></P> <P STYLE="margin-top:12px;margin-bottom:0px"><FONT
FACE="Times New Roman" SIZE="2">The Required Substantial Completion Date will be unchanged by
<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>
(<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>) Days </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Substantial Completion Date as of the date of this Change Order therefore is
<I> </I></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><I>(attach additional documentation if necessary)&nbsp;&nbsp;&nbsp;&nbsp;<U>No Attachment</U></I> </FONT></P> <P
STYLE="margin-top:12px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Final Completion Date will be unchanged by
<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>
(<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>) Days </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Final Completion Date as of the date of this Change Order therefore is
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><I>(attach additional documentation if necessary)&nbsp;&nbsp;&nbsp;&nbsp;<U>No Attachment</U></I> </FONT></P> <P
STYLE="margin-top:12px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">Adjustment to other Changed Criteria (insert N/A if no changes or impact; <I>attach additional documentation if necessary)</I> </FONT></P> <P
STYLE="margin-top:12px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without
exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by
each of the Parties&#146; duly authorized representatives. </FONT></P> <P STYLE="font-size:12px;margin-top:0px;margin-bottom:0px">&nbsp;</P>
<TABLE CELLSPACING="0" CELLPADDING="0" WIDTH="100%" BORDER="0" ALIGN="center">

<TR>
<TD WIDTH="41%"></TD>
<TD VALIGN="bottom" WIDTH="1%"></TD>
<TD WIDTH="18%"></TD>
<TD VALIGN="bottom" WIDTH="1%"></TD>
<TD WIDTH="39%"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">Cheniere Creole Trail Pipeline, L.P.</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">Sunland Construction, Inc.</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Owner</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Contractor</FONT></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">/s/ R. Keith Teague</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">/s/ Randy Mautarin</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Name</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Name</FONT></TD></TR>
<TR>
<TD HEIGHT="8"></TD>
<TD HEIGHT="8" COLSPAN="2"></TD>
<TD HEIGHT="8" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">President</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">Project Manager</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Title</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Title</FONT></TD></TR>
<TR>
<TD HEIGHT="8"></TD>
<TD HEIGHT="8" COLSPAN="2"></TD>
<TD HEIGHT="8" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">Sept. 25, 2007</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">September 14, 2007</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Date of Signing</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Date of Signing</FONT></TD></TR>
</TABLE>

<p Style='page-break-before:always'>
<HR  SIZE="3" COLOR="#999999" WIDTH="100%" ALIGN="CENTER">

 <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2"><B><U>SCHEDULE D-1 </U></B></FONT></P> <P STYLE="margin-top:12px;margin-bottom:0px" ALIGN="center"><FONT
FACE="Times New Roman" SIZE="2"><B>CHANGE ORDER FORM </B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px" ALIGN="center"><FONT FACE="Times New Roman" SIZE="2">(for use when the parties mutually agree upon and execute the Change Order Pursuant
to Section&nbsp;6.1B or 6.2C) </FONT></P> <P STYLE="font-size:12px;margin-top:0px;margin-bottom:0px">&nbsp;</P>
<TABLE CELLSPACING="0" CELLPADDING="0" WIDTH="100%" BORDER="0" ALIGN="center">

<TR>
<TD WIDTH="51%"></TD>
<TD VALIGN="bottom" WIDTH="2%"></TD>
<TD WIDTH="47%"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>PROJECT NAME:</B> Creole Trail Pipeline - Segment 2</FONT></P> <P STYLE="margin-top:0px;margin-bottom:1px"><FONT FACE="Times New Roman"
SIZE="2">Project, Alternate Route Single Line Option</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B>CHANGE ORDER NUMBER: CO 2-007</B></FONT></TD></TR>
<TR>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2"><B>DATE OF CHANGE ORDER: 08/27/07</B></FONT></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B>OWNER:</B> Cheniere Creole Trail Pipeline, L.P.</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2"><B>CONTRACTOR:</B> Sunland Construction, Inc.</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"></TD></TR>
</TABLE> <P STYLE="margin-top:12px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>DATE OF AGREEMENT:</B> January&nbsp;5, 2007 </FONT></P> <P
STYLE="font-size:12px;margin-top:0px;margin-bottom:0px">&nbsp;</P><HR SIZE="1" NOSHADE COLOR="#000000" ALIGN="left"> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>The Agreement between the Parties listed above
is changed as follows:</B> <I>(attach additional documentation if necessary)</I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>Additional cost for providing inspection of long seam grinding at Bayou
Pipe Coating on a T &amp; M basis per item 13 in the attached 8/23/07 cost summary and spreadsheet. </B></FONT></P> <P STYLE="font-size:12px;margin-top:0px;margin-bottom:0px">&nbsp;</P><HR SIZE="1" NOSHADE COLOR="#000000" ALIGN="left"> <P
STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>Adjustment to Estimated Contract Price </B></FONT></P>
<TABLE CELLSPACING="0" CELLPADDING="0" WIDTH="100%" BORDER="0" ALIGN="center">

<TR>
<TD WIDTH="87%"></TD>
<TD VALIGN="bottom" WIDTH="3%"></TD>
<TD></TD>
<TD></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">The original Estimated Contract Price was</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">70,078,195</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">Net change by previously authorized Change Order (#<U>CO 2-001, 002, 003, 004, 005, and 006</U>)</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">7,144,959</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">The Estimated Contract Price prior to this Change Order was</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">77,223,154</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">The Estimated Contract Price will be increased by this Change Order in the amount of</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">77,044.50</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-left:1.00em; text-indent:-1.00em"><FONT FACE="Times New Roman" SIZE="2">The new Estimated Contract Price including this Change Order will be</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"><FONT FACE="Times New Roman" SIZE="2">$</FONT></TD>
<TD VALIGN="bottom" ALIGN="right"><FONT FACE="Times New Roman" SIZE="2">77,300,198.50</FONT></TD></TR>
<TR STYLE="font-size:1px">
<TD VALIGN="bottom"></TD>
<TD VALIGN="bottom">&nbsp;&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD>
<TD VALIGN="bottom" STYLE="border-top:1px solid #000000">&nbsp;</TD></TR>
</TABLE> <P STYLE="margin-top:18px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><B>Adjustment to dates in Project Schedule </B></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT
FACE="Times New Roman" SIZE="2">The following dates are modified <I>(list all dates modified; insert N/A if no dates modified):</I> </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Mechanical
Completion Date will be unchanged by
<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>
(<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>) Days </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Mechanical Completion Date as of the date of this Change Order therefore is
<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>, 2008 <I> </I></FONT></P>
<P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><I>(attach additional documentation if necessary)&nbsp;&nbsp;&nbsp;&nbsp;<U>No Attachment</U></I> </FONT></P> <P STYLE="margin-top:12px;margin-bottom:0px"><FONT
FACE="Times New Roman" SIZE="2">The Required Substantial Completion Date will be unchanged by
<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>
(<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>) Days </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Substantial Completion Date as of the date of this Change Order therefore is
<I> </I></FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><I>(attach additional documentation if necessary)&nbsp;&nbsp;&nbsp;&nbsp;<U>No Attachment</U></I> </FONT></P> <P
STYLE="margin-top:12px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Final Completion Date will be unchanged by
<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>
(<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U>) Days </FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">The Required Final Completion Date as of the date of this Change Order therefore is
</FONT></P> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2"><I>(attach additional documentation if necessary)&nbsp;&nbsp;&nbsp;&nbsp;<U>No Attachment</U></I> </FONT></P> <P
STYLE="margin-top:12px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">Adjustment to other Changed Criteria (insert N/A if no changes or impact; <I>attach additional documentation if necessary)</I>
<U>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</U> </FONT></P> <P STYLE="margin-top:12px;margin-bottom:0px"><FONT FACE="Times New Roman" SIZE="2">Upon execution of this Change Order by Owner and
Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all
other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties&#146; duly authorized representatives. </FONT></P> <P
STYLE="font-size:12px;margin-top:0px;margin-bottom:0px">&nbsp;</P>
<TABLE CELLSPACING="0" CELLPADDING="0" WIDTH="100%" BORDER="0" ALIGN="center">

<TR>
<TD WIDTH="41%"></TD>
<TD VALIGN="bottom" WIDTH="1%"></TD>
<TD WIDTH="18%"></TD>
<TD VALIGN="bottom" WIDTH="1%"></TD>
<TD WIDTH="39%"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">Cheniere Creole Trail Pipeline, L.P.</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="bottom"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">Sunland Construction, Inc.</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Owner</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Contractor</FONT></TD></TR>
<TR>
<TD HEIGHT="16"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD>
<TD HEIGHT="16" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">/s/ R. Keith Teague</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">/s/ Randy Mautarin</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Name</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Name</FONT></TD></TR>
<TR>
<TD HEIGHT="8"></TD>
<TD HEIGHT="8" COLSPAN="2"></TD>
<TD HEIGHT="8" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">President</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">Project Manager</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Title</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Title</FONT></TD></TR>
<TR>
<TD HEIGHT="8"></TD>
<TD HEIGHT="8" COLSPAN="2"></TD>
<TD HEIGHT="8" COLSPAN="2"></TD></TR>
<TR>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">Sept. 25, 2007</FONT></P></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"> <P STYLE="margin-bottom:1px;border-bottom:1px solid #000000"><FONT FACE="Times New Roman" SIZE="2">September&nbsp;14, 2007</FONT></P></TD></TR>
<TR>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Date of Signing</FONT></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;</FONT></TD>
<TD VALIGN="top"></TD>
<TD VALIGN="bottom"><FONT SIZE="1">&nbsp;&nbsp;</FONT></TD>
<TD VALIGN="top"><FONT FACE="Times New Roman" SIZE="2">Date of Signing</FONT></TD></TR>
</TABLE> <P STYLE="margin-top:0px;margin-bottom:0px"><FONT SIZE="1">&nbsp;</FONT></P>
</BODY></HTML>
</TEXT>
</DOCUMENT>
