USPS undertakes capital-spending projects for a number of reasons and more than one reason may apply to a single project. According to USPS documentation on its capital spending processes, these reasons include: to support USPS’s organizational objectives and strategic plan, to help sustain existing operations and meet USPS’s universal service obligation, to protect the health and safety of employees and customers or meet legal requirements, or to generate a positive return-on-investment—such as by increasing revenues or decreasing costs—thus improving USPS’s finances. USPS generally categorizes its capital spending in four broad categories: vehicles, facilities, information technology and other, and mail processing equipment, as shown in figure 1. USPS has processes for setting an annual capital-spending budget and approving specific capital projects. USPS prepares an annual capital- spending budget as part of its annual organization-wide budget. According to USPS documentation on its capital spending process, and USPS officials the process includes the following steps: In advance of each fiscal year, USPS’s Finance and Planning Department reviews estimated revenues and expenses to determine an appropriate total capital-spending budget. Next, USPS’s Executive Leadership Team and the leadership of relevant departments develop requests for each department’s estimated capital-spending needs for the upcoming year, including a ranking of desired projects. These lists provide information on projects’ purposes, estimated capital and operating expenses, potential return-on-investment, and relationship to USPS’s strategic initiatives. The Finance and Planning Department then reviews these lists in light of the previously determined total capital-spending budget and sets a capital spending budget for each of the broad categories of capital spending. The Executive Leadership Team votes on this preliminary capital spending budget, which, if approved, is included in the organization- wide budget that is subject to approval by USPS’s Board of Governors. The budget approved by the Board of Governors includes the total and categorical capital-spending budget, but does not include approvals for specific projects. According to USPS officials, USPS also uses these capital-spending requests, along with other information, such as historical capital-spending data and information on already identified specific future capital-spending projects, to annually update a 10-year projection of capital spending. USPS uses this 10-year projection to estimate USPS’s potential future capital spending and requirements for capital project cash outlays. USPS also has processes for approving specific capital projects. Project sponsors—those departments that wish to undertake a capital-spending project—must obtain approval from different groups within USPS to initiate capital projects. According to USPS documentation, the level of approval required depends on the estimated total cost of the project: Total costs over $5 million: The project sponsor must submit a DAR to USPS’s Investment Review Committee for review. DARs contain estimated project cost, return-on-investment, and other information used to justify the project. If the committee approves, it makes a recommendation to the Postmaster General for final approval. USPS’s Office of Inspector General also reviews and assesses the adequacy and the depth of the information in the DAR, assesses whether the project is in USPS’s best business interest, and may provide input to the Investment Review Committee, which may take that information into consideration when reviewing projects. Total costs from $1 million to $5 million: The project sponsor must submit a DAR to USPS’s Technical Review Committee for review and approval. Total costs under $1 million: The project is reviewed by USPS’s Finance and Planning department, and approval is subject to the level of budgetary resources available. USPS does not require a DAR for these projects, although the process involves other documents, such as a one-page “Justification of Expense” that is required for many of the projects. USPS faces organization-wide uncertainty that may affect its capital spending. We define “organizational uncertainty” as those uncertainties— such as business, budgetary, legislative or regulatory, or other conditions—that may affect USPS’s ability to remain competitive and achieve its mission. For example, in the absence of adequate revenues that would cover all of USPS’ expenses, these uncertainties may affect the extent to which USPS can undertake its identified capital-spending plans. According to USPS, organizational uncertainties include the following: Business uncertainty includes potential changes to USPS’s business and the market for its products and services. Such uncertainty may be affected by changing customer preferences—such as continuing diversion of First Class Mail to electronic alternatives (e.g., e-mail or online banking)—and increased competition for package shipments. Budgetary uncertainty includes potential uncertainty and changes to revenues and expenses that affect USPS’s finances. Legislative or regulatory uncertainty includes potential actions intended to address some of USPS’s financial challenges. For example, postal reform legislation has been introduced that, if enacted, could improve USPS’s financial position. Both H.R. 756 and S. 2629 propose to relieve USPS of some of its retiree health and pension obligations and provide a reinstatement of a partial rate surcharge. Similarly, the Postal Regulatory Commission—an independent establishment of the executive branch that regulates USPS— is considering providing USPS with additional flexibility on pricing, which could also improve USPS’s finances. According to USPS documentation on capital-spending processes as well as DARs for individual capital-spending projects, capital-spending projects also can face project-specific risks, such as the following: Technological risks, which include complexity, quality, and security concerns: For example, capital projects deploying new technology intended to increase operational efficiency may face the risk that the new technology could become obsolete given future technological advances. Operational risks, which include maintenance and performance of projects: For example, equipment purchased as part of a capital project could involve the risk that it may not perform as expected. Integration risks, which include network and system integration and user acceptance of projects: For example, a project involving new retail technology may face the risk that USPS’s customers will not accept the new technology, and, as a result, the project does not meet its target for customer use. According to USPS, the organization has critical capital-spending needs after years of reduced capital spending. Starting in fiscal year 2009, USPS sharply decreased its capital spending for several years, in response to decreased volume and revenues; however, USPS now plans to increase its spending. Specifically, USPS projects average annual capital-spending cash outlays of $2.4 billion from fiscal years 2018 through 2028—about 70 percent more than the average of $1.4 billion from fiscal years 2007 through 2017. (See fig. 2.) While this projected spending is largely driven by plans to acquire a new fleet of delivery vehicles, USPS also projects increased spending in the other categories of facilities, information technology, and mail-processing equipment. In addition, while some of USPS’s planned capital spending is intended specifically to generate a return-on-investment—such as by increasing revenues or decreasing costs—much of USPS’s planned capital spending is to help sustain operations. Specifically, according to our analysis of USPS data, roughly 80 percent of USPS’s projected capital spending for fiscal year 2018 is for projects intended to help sustain operations. In its latest projection of capital spending, covering fiscal years 2018 through 2028, USPS projects an annual average of roughly $821 million on capital spending for vehicles, primarily driven by a multi-year acquisition of new delivery vehicles starting in fiscal year 2019. According to USPS officials, USPS decided a number of years ago to defer purchasing new delivery vehicles and instead continued using and maintaining its existing fleet. Because USPS started acquiring most of its existing delivery fleet in 1987, the majority of its delivery vehicles are several decades old. USPS officials said these vehicles incur high maintenance costs, averaging about $4,500 per vehicle annually. In acquiring new vehicles, USPS plans to take a number of steps to ensure that the vehicles best meet the organization’s needs. According to USPS officials, it will spread the acquisition over multiple years to avoid a large cash outlay in any given year and to enable USPS to modify the vehicle purchases over time to take advantage of any technological changes, such as advances in alternative fuel technologies. Officials added that USPS is considering vehicles that will encourage operational efficiencies. For example, USPS is considering taller vehicles that will better allow carriers to handle trays of mail and packages. The officials also noted that USPS may consider different vehicle designs for different market needs. The officials said that USPS is currently testing various vehicle prototypes and has not decided on any one vehicle design at this time. In total, USPS projects that its acquisition of new delivery vehicles will require about $5.7 billion in capital-spending cash outlays distributed over a number of years. In addition to its planned future acquisition of delivery vehicles, USPS has also conducted smaller acquisitions of vehicles in recent years. According to USPS officials, in the past few years USPS has been replacing most of its non-delivery vehicles and will have done so by 2019, while also purchasing a small number of delivery vehicles to replace ones that have exceeded their useful life or will serve route growth. For example, in April 2017 USPS approved a capital spending project to purchase more than 2,000 cargo vans used to transport large volumes of mail from postal plants to post offices and other facilities, and about 375 spotter vehicles used to move trailers among docks at processing facilities. In May 2017 USPS approved a capital spending project to purchase approximately 8,000 off-the-shelf delivery vehicles needed to serve route growth and replace existing high-maintenance-cost vehicles. (See fig. 3.) USPS projects an annual average of about $607 million in capital spending for facilities from fiscal years 2018 through 2028. According to USPS officials, USPS faces little need for capital spending on new facility construction given changes to USPS’s business such as decreasing mail volumes. As a result, most of USPS’s projected capital spending is for rehabilitation and repair of existing facilities, such as the replacement of roofs or heating, ventilation, and air-conditioning systems needed to sustain operations. For example, in December 2016, USPS approved ca capital spending project to replace the roof at a mail processing facility in Tulsa, Oklahoma. USPS had concluded that the roof was in a state of failure, and there were no economically feasible repair options. In addition, in 2017 USPS approved about a capital spending project to repair facilities in the U.S. Virgin Islands damaged during Hurricane Maria. Although most facilities spending is related to rehabilitation and repair, some USPS capital spending is on new facilities. According to USPS officials, new facilities projects are generally approved because of the need to completely replace an existing facility that is beyond repair or to construct a new facility that will replace multiple existing facilities. For example, in May 2017 USPS approved a capital spending project to construct a mail-processing facility in Nashville, Tennessee. The facility is intended to replace and close four existing facilities which will eliminate space deficiencies, reduce transportation costs, and improve operating efficiencies. In addition, according to USPS officials, USPS may need to make capital spending investments to facilities to accommodate growth in package volume, should that growth continue. USPS projects an annual average of about $541 million in capital spending for information technology and other capital projects, such as customer support equipment, from fiscal years 2018 through 2028. Information technology spending, which makes up an average of 98 percent of the projected spending in this category from fiscal years 2018 through 2028, is intended to maintain the infrastructure used to support USPS and provide security from cyber-threats, among other things. According to USPS officials, while it is difficult to project capital spending on information technology because future needs are uncertain, they can more accurately predict some future needs, such as hardware replacement. For example, there is a baseline of projected costs to replace servers because USPS knows the length of the technologies’ useful lives and when they will need to be replaced. According to USPS officials, while much of its capital spending on information technology is intended to replace outdated servers and other hardware, some spending is for developing new information technology systems. For example, in March 2017 USPS approved a capital spending project to purchase 67 video conferencing systems intended to increase productivity and encourage collaboration among USPS offices. In addition, USPS officials told us that in recent years USPS has undertaken more capital spending than expected on cybersecurity, a trend that will likely continue for the next few years. According to a DAR for cybersecurity investments, USPS is undertaking such investments to proactively identify and respond to security threats that have the potential to cause financial or other damage to the organization’s assets or employees, including threats that could disrupt or destroy information. Capital spending on information technology can also support USPS strategic goals and provide a positive return-on-investment. For example, in January 2017 USPS approved an additional capital spending to support development of its Informed Visibility program, which is a system that provides tracking and reporting of mail shipments for commercial mailers. According to the Informed Visibility DAR, these capabilities will provide users with access to valuable business information, helping improve operational efficiencies and marketing, among other things. According to the DAR, Informed Visibility will also provide a positive return-on-investment by eliminating some redundant costs and programs. USPS projects an annual average of about $464 million on capital spending for mail-processing equipment from fiscal years 2018 through 2028. USPS intends to maintain or replace existing aging equipment used to process mail and purchase new equipment that USPS expects will increase efficiency and provide other business benefits. According to USPS officials, equipment projects can also generate a positive return- on-investment in a number of ways, such as by increasing automation to reduce costs or by improving customer service. For example, in August 2017 USPS approved a capital spending project to provide new control systems for about 1,000 bar code sorter machines that USPS expects will decrease mail-processing costs. Some of USPS’s mail-processing equipment investments may also specifically address the growing market for package shipments. For example, in July 2017 USPS approved a capital spending project for upgrades to automated package-processing machines—upgrades intended to reduce package-handling costs and improve collection of data on when and where packages are processed. USPS first deployed these machines in 2004. According to the DAR, by 2017, the machines were nearing the end of their useful life, resulting in reduced reliability. Although USPS is projecting increased capital spending over the next 10 years, it has reported that it faces uncertainties, such as the level of future revenues, that could affect its ability to undertake planned and projected spending. USPS faces continuing declines in First Class Mail volume, and while it has experienced increased volume in packages, future increases in package volume are uncertain. Specifically, according to USPS, some of its major shipping customers are now building their own delivery capability that may enable them to divert some package shipments away from USPS. USPS has also stated that it faces challenges in ensuring that future operations generate sufficient revenues to support planned capital spending and that it is constrained in its ability to reduce costs. We have previously testified that USPS continues to face a serious financial situation with insufficient revenues to cover its expenses. This uncertain financial outlook may result in USPS changing its current capital-spending plans, including setting new priorities across its planned projects and other business needs. These prioritization decisions can involve tradeoffs among projects and between capital and operations spending. USPS has already faced these types of tradeoffs, as in fiscal year 2017, when it did not make $6.9 billion in required prefunding payments for retiree health and pension benefits, stating that it lacked sufficient cash to make those payments while ensuring it could continue to provide service, and stating that it required sufficient cash reserves for capital spending. While USPS officials noted that USPS must always make prioritization decisions regarding capital spending, its financial future may make such decisions more critical given its currently projected increased capital spending. For example, unless USPS increases its revenues or decreases other expenses, such prioritization decisions may involve USPS undertaking less future capital spending than it currently projects over the next 10 years. Further, even if USPS’s financial situation were to dramatically improve, USPS may not necessarily undertake more capital spending than currently projected, because of significant other business needs, such as funding operating expenses. Should USPS have more resources than expected in the coming years, though, USPS may be able to make fewer tradeoffs regarding capital spending. USPS has processes that can help it to identify uncertainties and risks that could affect its capital spending and adjust its spending to changing circumstances. USPS has adopted the Committee of Sponsoring Organizations of the Treadway Commission’s (COSO) internal control framework, which includes how organizations should address uncertainties and risks. Specifically, this framework states that organizations should identify uncertainties and risks to the achievement of their objectives and analyze these uncertainties and risks to determine how they should be managed. Additionally, COSO’s internal control framework asserts that organizations should not only identify and analyze uncertainties and risks but also assess any changes in conditions that could affect the organization including its capital spending. USPS has processes for identifying and analyzing organizational uncertainties, such as business and budgetary uncertainties, which can affect capital spending. These processes align with aspects of COSO’s internal control framework. For example, according to USPS documentation on its strategic-planning process, USPS conducts a business environment assessment and an enterprise risk assessment every 3 years to identify its organizational uncertainties, such as the effect of changes in the number of delivery points or mail volume. Additionally, USPS has processes to analyze the effects of its organizational uncertainties. For example, some department managers analyze the potential effects of organizational uncertainty by modeling different scenarios to help inform their department’s capital-spending decisions. For example, USPS officials stated that the vehicles department models the interactions among key variables—such as stabilizing or declining mail volume, route structures, and vehicle cargo sizes—as it considers various vehicle acquisition options. In addition, USPS facilities department officials told us that they plan to develop on a model to consider how key variables, such as mail volume, affect USPS’s facility needs. In addition to identifying and analyzing the potential effects of organizational uncertainties, USPS also has processes for assessing changes in these organizational uncertainties. For example, USPS documentation shows that USPS leadership holds a monthly business review meeting in which officials discuss any changes in internal conditions, such as labor costs, or external conditions, such as mail volume, that could affect the organization and, when applicable, how these conditions could affect capital spending. Officials told us that USPS also distributes a survey every 18 months to internal and external stakeholders to obtain perspectives on changes, if any, in some of the conditions addressed by USPS’s strategic plan. The survey also covers other conditions such as uncertainty about the extent to which USPS will have funds to maintain, repair, and replace infrastructure. Individual capital projects face inherent risks—such as technological, operational, and integration risks. We found that USPS’s capital-spending processes align with aspects of COSO’s internal control framework by incorporating processes to identify and analyze project-specific risks through the use of DARs. As discussed earlier, USPS’s capital spending processes require DARs to justify proposed capital projects with total costs of $1 million or more. Specifically, internal USPS guidelines state that DARs should identify the technological, operational, and integration risks that could affect capital projects and any tradeoffs related to potential alternatives to the proposed capital project. For example, we reviewed one DAR for mail-processing equipment that explained that the project has a low level of operational risk noting that the new equipment will not require training for operators, thus avoiding potential costs and delays associated with training. Another DAR we reviewed for a project intending to improve the customer experience and reduce costs through more efficient staffing at retail locations identified integration risks and noted that the project's proposed deployment schedule might not allow time for delays. USPS leadership may also request additional analyses to verify, or support, information in a DAR before deciding whether to approve a project. For example, according to documentation we reviewed, USPS leadership recently requested that its Finance and Planning division review economic data, such as population growth rates, to confirm the economic growth projections used in support of a DAR for a new facility in Bismarck, North Dakota. We found that USPS has processes that are designed to help it respond to identified organizational uncertainties, specifically future budgetary uncertainty. According to OMB’s Capital Programming Guide, capital spending “...should be consistent with the level of future budgetary resources that will be available.” USPS officials said USPS seeks to minimize the budgetary uncertainty that capital spending will outpace available resources by developing its annual capital-spending budget as part of USPS’s overall annual budget. As a result, USPS can determine an annual capital spending budget based on the most recent conditions, including the most recent revenue forecasts, and consider possible tradeoffs—such as those between capital spending and other spending needs such as operating expenses. Further, while the creation of a capital-spending budget establishes capital-spending levels, the process does not commit capital spending on any particular project. Instead, USPS reviews and approves new capital projects throughout the fiscal year, allowing USPS to make capital spending-decisions based on its most current financial condition, which may have evolved during the fiscal year. After USPS has set the annual capital spending budget, USPS’s capital- spending process also allows the organization to respond to any changes in its financial outlook, business environment, or other organizational uncertainties that might occur during the fiscal year. As stated previously, USPS’s capital spending budget establishes capital spending levels for the fiscal year and does not include approvals for specific projects. Project sponsors must obtain approval from different groups within USPS to initiate capital projects. USPS may approve less capital spending for capital projects than budgeted for at the start of the year. Our analysis of capital-spending cash outlays from fiscal year 2007 through 2017 shows that on average, USPS spent about 18 percent less than was budgeted for at the start of each year. According to USPS officials, capital spending can be below budgeted levels for a variety of reasons. USPS may shift strategic priorities based on business conditions and cancel or delay some planned projects that it determines are no longer aligned with its priorities. For example, USPS canceled a previously approved centralized distribution facility project in Brooklyn, New York, and decided to look for less costly alternatives to support the area’s increased package processing needs. Also, officials stated that projects could come in below budget because of a reduction in project scope or because a multi-year project falls behind schedule and has less cash outlays in a given year than were planned. In other instances, USPS’s capital-spending approval process provides flexibility to re-allocate capital funds as USPS identifies and assesses changing conditions that affect the organization, or when contingencies or emergencies arise. For example, according to USPS officials, as USPS monitors the economic indicators that affect its business, the indicators may signal an increase in package volume. USPS might respond by allocating more capital toward additional purchases of package-sorting equipment. According to USPS officials, USPS’s capital-spending process also allows USPS to respond to contingencies. In fiscal year 2017, USPS approved capital spending to repair facilities in the U.S. Virgin Islands damaged during Hurricane Maria. (See fig. 4.) In the event that such unplanned projects arise to repair damages or are required for safety, project sponsors can expedite the capital spending approval process, such as by submitting an advance funding request to USPS. In addition to having processes to respond to organizational uncertainties, we also found that USPS has processes for responding to the risks affecting individual capital projects. According to USPS documentation, capital projects with total costs of over $5 million are reviewed at certain stages in their implementation to assess any changes, including changes in the return-on-investment, timeline, and performance of the projects. USPS may alter project specifications or time frames to respond to these changes. During the implementation stage of some major capital projects, such as the installation of mail-processing equipment, departments may initially test a limited number of units with the option to request the purchase of additional units if the tests are successful. Additionally, some major capital projects, such as the replacement of USPS’s delivery vehicles, require acquisitions over multiple years, which, USPS officials told us, can be used to limit risk. As mentioned earlier, USPS is planning to replace its fleet by purchasing vehicles over a number of years, potentially allowing it to capitalize on technological advances that may develop over the time period. After a capital project is complete, USPS has a process for reviewing the results as a way to inform and improve future capital-spending decisions, including better addressing project risks. USPS’s capital-spending process requires USPS to evaluate capital projects with total costs over $25 million after project completion, reviewing the cost, schedule, and performance results of these projects. For example, in November 2017, USPS discussed the results of two package processing and sorting projects that experienced delays associated with accommodating new equipment at the facilities due to design issues. As a result, USPS recommended that project sponsors conduct more research about any site-specific risks before submitting a DAR for future package processing and sorting projects. In addition, USPS’s Office of Inspector General prepares an annual capital-project-compliance report that evaluates the soundness of USPS’s capital spending. According to USPS officials, the organization considers the results of these reports and seeks to address any resulting recommendations. For example, we reviewed documentation explaining that, in response to one recent Office of Inspector General recommendation, USPS stated it would revise its capital spending guidance to define review and approval procedures, validation, and compliance report requirements for all investments. We provided a draft of this report to USPS for review and comment. USPS provided a written letter (see appendix II) in which USPS provided no comments. Via email, USPS also provided technical comments, which we incorporated as appropriate. We are sending copies of this report to interested congressional committees and the Postmaster General. In addition, the report will be available at no charge on the GAO website at http://www.gao.gov. If you or your staff have any questions about this report, please contact me at (202) 512-2834 or rectanusl@gao.gov. Contact points for our Offices of Congressional Relations and Public Affairs may be found on the last page of this report. GAO staff that made key contributions to this report are listed in appendix III. Our objectives for this report were to (1) describe the U.S. Postal Service’s (USPS) projected capital spending over the next 10 years and (2) assess whether USPS’s processes support its ability to address uncertainties and risks that affect its capital spending. For our second objective, our scope was limited to assessing whether USPS had designed processes; that is, we did not assess the quality of any analyses that USPS conducted regarding risks or any determinations that USPS made regarding capital-spending projects as this was beyond the scope of our review. Such assessments are routinely conducted by the USPS Office of Inspector General. To address USPS’s planned capital spending over the next 10 years, we reviewed USPS data on capital spending from fiscal years 2007 through 2017 and USPS documentation on projected capital spending from fiscal years 2018 through 2028. In both cases, we focused on a fiscal year’s actual or projected capital-spending cash outlays—or the amount of cash spent on capital projects—as opposed to capital-spending commitments made in that fiscal year. For historical data, we used data from USPS’s annual budgets, known as Integrated Financial Plans, for fiscal years 2008 through 2018. Each annual budget contains data on actual capital spending levels from prior fiscal years. The annual budgets generally report capital spending in four broad categories: vehicles, facilities, information technology and other, and mail-processing equipment. Because the categories used in past annual budgets were not consistent, we recategorized some years’ spending to be consistent. Specifically, we considered “mail-processing equipment” or “equipment” as part of “mail- processing equipment.” We considered “infrastructure and support,” “information technology and other,” and “customer service and support equipment” as part of the “information technology and other” category. The past budgets consistently used “facilities” and “vehicles” categories. We obtained input from USPS officials on our recategorizations. To determine the reliability of these data, we reviewed the data for any obvious errors, reviewed relevant documentation, and interviewed officials. We determined that these data were sufficiently reliable for the purposes of reporting on USPS’s past capital spending. For information on USPS’s projected capital spending from fiscal years 2018 through 2028 we reviewed USPS’s 10-year capital-spending forecast for those years, which USPS created in 2017. This 10-year forecast is a projection of capital spending, but is not a commitment for any level of investment. The 10-year forecast categorizes capital spending projects into the following categories: construction and building purchases, building improvements, mail processing equipment, vehicles, capitalized software, customer service equipment, and postal support equipment. For our analysis, we combined “postal support equipment,” “information technology,” and “customer service equipment” into one overall “information technology and other” category, and “construction and building purchases” and “building improvements” into one overall “facilities” category. USPS officials agreed with this approach. To determine the reliability of these data, we interviewed USPS officials, reviewed data for any obvious errors, and reviewed relevant documentation. We determined that these data were sufficiently reliable for the purposes of providing information on USPS’s projected capital spending. In addition, we interviewed four USPS vice presidents in charge of the departments that correspond with the four broad categories of capital-spending investments about historic, ongoing, and projected capital spending. We also selected and reviewed a non-generalizable sample of 14 Decision Analysis Reports (DAR)—internal USPS documents used to justify and obtain approval for some proposed capital-spending projects— of the 66 approved by USPS for fiscal year 2017 and part of fiscal year 2018. USPS requires DARs for all proposed capital spending projects with a total project cost of at least $1 million. The DARs contain information on, among other things, project specifications, purpose, risks and tradeoffs, and timeframes. We reviewed the DARs for this and other information; we did not review the quality of the analyses contained in the DARs. We obtained a list of all approved DARs for fiscal years 2017 and 2018 and selected DARs of the two largest and two smallest capital projects by total value in each of the four categories (i.e., vehicles, facilities, information technology and other, and mail processing equipment). Because the vehicles category had only two approved DARs at the time we received the list of approved DARs from USPS, we reviewed 14 DARs instead of 16. While the information from our reviews cannot be generalized to all DARs, the information provides insights into USPS’s reasons for undertaking capital spending projects. To assess whether USPS has processes that support its ability to address uncertainties and risks that affect its capital spending, we reviewed USPS documentation, including USPS’s policies and procedures for capital spending, internal guidance documents, and others related to processes that affect its capital spending. We identified criteria for addressing uncertainties and risks, including those specific to capital spending. Specifically, we identified criteria from the Committee of Sponsoring Organizations of the Treadway Commission’s (COSO) Internal Control-Integrated Framework (the internal control standards adopted by USPS) and the Office of Management and Budget’s Capital Programming Guide. COSO Principle 7 states, “The organization identifies risks to the achievement of its objectives across the entity and analyzes risks as a basis for determining how the risks should be managed.” Further, COSO Principle 9 states, “The organization identifies and assesses changes that could significantly affect the system of control.” The Office of Management and Budget’s Capital Programming Guide element I.1.1 states, “The plan should also be consistent with the level of future budgetary resources that will be available.” We evaluated USPS’s processes that affect capital spending against these criteria to determine whether USPS had designed processes to address uncertainties and risks related to capital spending. We did not review the capital spending projects USPS has undertaken to determine, for example, if USPS made appropriate decisions regarding selected projects. We also interviewed USPS officials regarding USPS’s capital- spending processes. Specifically, we interviewed officials with USPS’s Capital Investment and Business Analysis Department; Finance and Planning Department; Technical Analysis, Accounting, and Finance Department; and the four vice presidents mentioned above about how they address uncertainties and risks related to capital spending within their departments. We conducted this performance audit from September 2017 to June 2018 in accordance with generally accepted government auditing standards. Those standards require that we plan and perform the audit to obtain sufficient, appropriate evidence to provide a reasonable basis for our findings and conclusions based on our audit objectives. We believe that the evidence obtained provides a reasonable basis for our findings and conclusions based on our audit objectives. In addition to the contact above, Kyle Browning and Faye Morrison (Assistant Directors); Matthew Rosenberg (Analyst in Charge); Amy Abramowitz; Sara Ann Moessbauer; Josh Ormond; Joshua Parr; Amy Rosewarne; and Crystal Wesco made key contributions to this report. Also contributing to this report were Carol Henn, Sabine Paul, and Carolyn Voltz.
USPS faces significant financial challenges as it continues to experience declining mail volumes and revenues. Capital spending is needed to support USPS's operations, but can be affected by various uncertainties and risks, such as those related to future business activities and revenues. In the past, USPS has reduced its capital spending in response to declining revenues. GAO was asked to review USPS's capital-spending plans and examine how its capital-spending processes address uncertainties and risks. This report: (1) describes USPS's projected capital spending over the next 10 years and (2) assesses whether USPS's processes support its ability to address uncertainties and risks that affect its capital spending. GAO reviewed USPS data and information on actual capital spending from fiscal years 2007 to 2017 and projected capital spending for fiscal years 2018 through 2028. GAO also reviewed USPS reports on 14 approved capital projects in fiscal years 2017 and 2018, selected to provide a mix of project type and value; examined documentation related to USPS's processes that affect capital spending and compared USPS's processes to internal control standards adopted by USPS; and interviewed USPS officials. On a draft of this report, USPS provided technical comments, which GAO incorporated as appropriate. The United States Postal Service (USPS) projects increased capital spending over the next 10 years. According to USPS, this spending will support its mission and improve its financial position. USPS projects average annual capital cash outlays of $2.4 billion from fiscal years 2018–2028—about 70 percent more than the $1.4 billion average from fiscal years 2007–2017 (see figure). For example, USPS plans to acquire a new fleet of delivery vehicles starting in 2019 to replace its aging existing fleet and plans to purchase new mail-processing equipment to increase efficiency. However, USPS faces a serious financial situation with insufficient revenues to cover expenses. This uncertainty may result in USPS's making capital-spending prioritization decisions that can lead to tradeoffs across planned capital projects and potentially between capital spending and other organizational needs such as operational expenses. Such prioritization could lead to USPS's undertaking less capital spending than currently projected in the absence of increased revenues or decreased expenses. USPS has processes that help it identify the uncertainties and risks that may affect its capital spending and adjusts its capital spending accordingly, in line with internal control standards adopted by USPS. For example, USPS identifies organizational uncertainties, such as mail volumes and revenues, as part of its strategic planning process and considers them when creating its capital spending budget. It also identifies individual project risks through a project review process, and considers tradeoffs inherent in different project scenarios. USPS's processes also allow it to respond to these uncertainties and risks. Specifically, USPS sets a capital-spending budget in its overall financial plan, to help ensure that spending is in line with expected resources. USPS's process also allows it to shift funds if needed, such as to repair a facility damaged during a natural disaster. USPS also reviews individual capital projects during implementation and can change specifications or time frames based on changing circumstances.