{'fraction_non_alphanumeric': 0.019469026548672566, 'fraction_numerical': 0.0, 'mean_word_length': 5.1521739130434785, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Integrated scheduling in ready mixed concrete plant with multi-mixer

In this study, an integrated programming model in ready mixed concrete plant with multi-mixer is developed, which is based on the research of a real company's business process and logistics management. A method is proposed which applies a combining-rules algorithm including the rules for choosing mixers, trucks and construction sites. On the basis of computational experiments on a variety of real cases, some conclusions are drawn which can provide a better solution for a scheduling manager.