{'fraction_non_alphanumeric': 0.0182370820668693, 'fraction_numerical': 0.0, 'mean_word_length': 5.333333333333333, 'pattern_counts': {'":': 0, '<': 0, '<?xml version=': 0, '>': 0, 'https://': 0, 'lorem ipsum': 0, 'www.': 0, 'xml': 0}, 'pii_count': 0, 'substrings_counts': 0, 'word_list_counts': {'cursed_substrings.json': 0, 'profanity_word_list.json': 0, 'sexual_word_list.json': 0, 'zh_pornsignals.json': 0}}
Optimal scheduling of work-content-constrained projects

The execution of a project requires resources that are generally scarce. Classical approaches to resource allocation assume that the usage of these resources by an individual project activity is constant during the execution of that activity; in practice, however, the project manager may vary resource usage over time within prescribed bounds. This variation gives rise to the project scheduling problem which consists in allocating the scarce resources to the project activities over time such that the project duration is minimized, the total number of resource units allocated equals the prescribed work content of each activity, and various work-content-related constraints are met. We formulate this problem for the first time as a mixed-integer linear program. Our computational results for a standard test set from the literature indicate that this model outperforms the state-of-the-art solution methods for this problem.