29 March 2019. (c) 130km.ro.
Tenders completed and contractors selected for all three sections of the Bucharest South Ringroad (total length: 50.8km). Contract signed for section 2 with opening date in 2022; contract signing in progress for the other two sections (allocation procedure challgenge for at least one of them).
Bucharest - Pitesti: Entire length opened to traffic as of the writing of this article.
Pitesti - Sibiu: Tenders in progress for all five sections, with some formalities due to be finalized before works can start. Contractor selected for section 1 with contracted signing expected in the near future. Sibiu ringroad is opened to traffic (17.2km).
Sections Sibiu - Orastie and Orastie - Deva: are open to trafic. As for Deva - Lugoj, segment 1 (Traian Vuia - Sanovita) and 15km of segment 2 (Margina - Traian Vuia) are open to traffic. Opening expected in 2019 for 4km on segment 2 and segments 3 and 4 (with the difference for section 2 expected after 2020).
Lugoj - Timisoara, Timisoara - Arad and Arad - Nadlac are all open to traffic.
Bucharest - Ploiesti: full length open to traffic after remaining 6.51km opened in December 2018.
Ploiesti - Brasov: Works started in late 2018 for segment Rasnov-Cristian (6.3km) on Comarnic-Brasov. Tender launched for Ploiesti - Brasov motorway as a Public Private Partenrship in 2018. Only one contractor left in the tender procedure according to recent reports.
Brasov - Targu Mures: This section was dropped from official plans, with access to Transylvania replaced by A10 Sebes - Turda, currently under construction.
Targu Mures - Gilau: 52km on this section are open to traffic between Campia Turzii and Gilau. Two sections on Campia Turzii - Targu Mures opened in December 2018 (Ogra - Campia Turzii Section 1, 3.60km and Targu Mures - Ogra Section 2, 10.11km), with works in progress for the remaining sections (some of which are scheduled for opening in 2019).
Gilau - Bors: Gilau - Nadaselu opened to traffic (9.47km). One contract sigend in 2018 for a section of Suplacu de Barcau - Bors and tenders in progress for the other two sections (one of the procedures is challenged). New tenders launched in 2019 for Nadaselu - Mihaiesti and for 3 out of 5 sections on Mihaiesti - Suplacu de Barcau.
Segments 3 (Aiud - Decea, 12.45km) and 4 (Decea - Turda, 16.30km) opened in 2018, with works in progress on segments 1 and 2, scheduled for opening in 2019 (opening date could be extended in 2020).
Tender for updating of feasibility study for the Targu Mures - Targu Neamt launched in early 2019. New tenders possible in the near future for the Bucharest North Ringroad.