"Bricks That Touch The Heart"
Demolition was completed on March 3, 2017.
The City of Chicago building permit was issued on March 24, 2017.
Inclinometer installation in the alley was completed on April 6, 2017.
Today, Monday, May 1, 2017, we are scheduled to start the underpinning work on the foundations of the adjoining properties to the North and West of the site. This work is currently scheduled to be completed in approximately 5 weeks.
Excavation and site work is expected to begin once the underpinning work is completed.
Fullerton Ave. and Orchard St. sidewalks and parking lanes have been closed and will remain closed for the duration of the project.
Demolition of the superstructure was completed on March 3, 2017.
Inclinometer installation in the alley is scheduled for April 6, 2017, which will require blocking the portion of the alley directly behind our site for approximately 3 hours.
We anticipate site work and grading to begin in April.