The general components of Work includes, but not limited to, selective demolition, engineered metal stud framing, drywall, millwork and wood veneer wall panelling, resin signage panel applications, security grille modifications, flooring, painting, and electrical lighting, power, low voltage and communications cabling.
The intent is to stage the work so that one area is completed before work can commence in the other areas.
Phase 1: Select demo & construct new Reception 136A at west side Short Stay Counter Area 136 (to be fully operational before removing the existing reception function).
Phase 2: Select demo existing Reception & Security Desk and re & re for new Security desk in northeast.
Surrey City Hall at 13450 – 104 Avenue, Surrey, BC, V3T 1V8.
Areas of Work are in an operational and occupied lobby of a public building. Contractor is to take all measures necessary to protect public and staff from the Work at all times. Noise generating work is to predominantly take place after the regular business hours of 8am to 5pm.
Prefer to receive Quotations on or before May 23, 2018.