DH worked with Acosta and Real Estate broker to initiate lease renewal discussions with landlord. All floors of the building were involved in the renovation and Acosta was able to reduce their square footage from 100,000 to 88,000. The floors were renovated one-half floor at a time, which allowed the entire Acosta team to remain productive during the four-month period of active demo and construction work.
Identified and analyzed alternate locations.
Prepared and maintained all budgetary documents from project conception to final TI reimbursement.
Coordinated carpet replacement by “lifting” existing furniture in place resulting in a significant cost savings.
Modified GC’s scope to include floor coring, enabling Acosta to eliminate data and electrical cables across open floor areas.
Arranged for furniture to be refurbished versus buying new resulting in additional cost savings.
DH created the Packing and Tagging instructions and the Welcome Package used to orient employees with the new headquarters.