Improve drainage in a public stormwater drainage area to prevent flooding of several homes in the Westside neighborhood.
1 year. Project is 90% complete (project will be complete in the next week).
e) Floors of new or substantially improved buildings allowed by variance in the floodplain must be elevated at least one (1) foot above the Community (future) Base Flood Elevation.
Continue action items resulting from Emergency Table Top Exercise.
In Progress. A meeting is planned with Police, Fire, Public Works, and the Public Information Officer for Fall 2015.
Implement Traffic Control Procedures intended to reduce injuries before, during, and after emergencies and disasters.
Deleted. No progress has been made in this area. We intend on ending this item due to lack of staff time available to complete.
The Town will improve its ability to warn people of impending disasters using Connect-CTY® system and other media outlets.
Completed. The Town can now reach 3,020 Davidson residents by phone, email, and/or text through Connect-CTY.
In Progress (75% complete). The Town has increased its street tree budget, we have proactively removed around 30 dangerous trees in the public right-of-way, and the tree crew conducts pruning operations every year to help improve structure and safety.
Deferred. No progress has been made due to too much turnover in planning department. We plan to postpone this goal until there is more staff available to help complete this task.
Deleted. No progress has been made due to too much turnover in planning department. No contact from CMEMO on this particular action that planning is aware of. The Town plans to delete this item due to lack of staff.
Develop growth policies that account for identified hazard areas.