certainty, citing EADS/Airbus's stretched resources. However, it was decided programme costs are to be borne mainly from cash-flow. First delivery for the A350-900 was scheduled for mid-2013, with the -800 and -1000 following on 12 and 24 months later, respectively. New technical details of the A350 XWB were revealed at a press conference in December 2006. Chief operating officer, John Leahy indicated existing A350 contracts were being re-negotiated due to price increases compared to the original A350s contracted. On 4 January 2007, Pegasus Aviation Finance Company placed the first firm order for the A350 XWB with an order for two aircraft. The design change imposed a two-year delay into the original timetable and increased development costs from US$5.3 billion (€5.5 billion) to approximately US$10 billion (€9.7 billion). Reuters estimated the A350's total development cost at US$15 billion (€12 billion or £10 billion). The original mid-2013 delivery date of the A350 was changed, as a longer than anticipated development forced Airbus to delay the final assembly and first flight of the aircraft to the third quarter of 2012 and second quarter of 2013 respectively. As a result, the flight test schedule was compressed from the original 15 months to 12 months. A350 programme chief Didier Evrard stressed that delays only affected the A350-900 while the -800 and -1000 schedules remained unchanged. Airbus' 2019 earnings report indicated the A350 programme had broken even that year. Design phase Airbus suggested Boeing's use of composite materials for the 787 fuselage was premature, and that the new A350 XWB was to feature large carbon fibre panels for the main fuselage skin. After facing criticism for maintenance costs, Airbus confirmed in early September 2007 the adoption of composite fuselage frames for the aircraft structure. The composite frames would feature aluminium strips to ensure the electrical continuity of the fuselage, for dissipating lightning strikes. Airbus used a full mock up fuselage to develop the wiring, a different approach from the A380, on which the wiring was all done on computers. In 2006, Airbus confirmed development of a full bleed air system on the A350, as opposed to the 787's bleedless configuration. Rolls-Royce agreed with Airbus to supply a new variant of the Trent turbofan engine for the A350 XWB, named Trent XWB. In 2010, after low-speed wind tunnel tests, Airbus finalised the static thrust at sea level for all three proposed variants to the range. GE stated