international Apollo–Soyuz Test Project. Before Apollo Concepts of an advanced crewed spacecraft started before the Moon landing goal was announced. The three-person vehicle was to be mainly for orbital use around Earth. It would include a large pressurized auxiliary orbital module where the crew would live and work for weeks at a time. They would perform space station-type activities in the module, while later versions would use the module to carry cargo to space stations. The spacecraft was to service the Project Olympus (LORL), a foldable rotating space station launched on a single Saturn V. Later versions would be used on circumlunar flights, and would be the basis for a direct ascent lunar spacecraft as well as used on interplanetary missions. In late 1960, NASA called on U.S. industry to propose designs for the vehicle. On May 25, 1961 President John F. Kennedy announced the Moon landing goal before 1970, which immediately rendered NASA's Olympus Station plans obsolete. Development history When NASA awarded the initial Apollo contract to North American Aviation on November 28, 1961, it was still assumed the lunar landing would be achieved by direct ascent rather than by lunar orbit rendezvous. Therefore, design proceeded without a means of docking the command module to a lunar excursion module (LEM). But the change to lunar orbit rendezvous, plus several technical obstacles encountered in some subsystems (such as environmental control), soon made it clear that substantial redesign would be required. In 1963, NASA decided the most efficient way to keep the program on track was to proceed with the development in two versions: Block I would continue the preliminary design, to be used for early low Earth orbit test flights only. Block II would be the lunar-capable version, including a docking hatch and incorporating weight reduction and lessons learned in Block I. Detailed design of the docking capability depended on design of the LEM, which was contracted to Grumman Aircraft Engineering. By January 1964, North American started presenting Block II design details to NASA. Block I spacecraft were used for all uncrewed Saturn 1B and Saturn V test flights. Initially two crewed flights were planned, but this was reduced to one in late 1966. This mission, designated AS-204 but named Apollo 1 by its flight crew, was planned for launch on February 21, 1967. During a dress rehearsal for the launch on January 27, all three astronauts (Gus Grissom, Ed