so they were also able to complete some get-ahead tasks. The spacewalk was completed six and a half hours later, on Friday, 08:49 UTC. After the spacewalk, other crew members completed transfer-related tasks. The transfers are now over halfway complete. February 13 (Flight Day 6: Spacewalk 2 preparation) On flight day 6 members of the joint crew opened the hatches to the new Tranquility module for the first time. STS-130 crew-members George Zamka, Terry Virts, Stephen Robinson and Kay Hire all helped in the initial outfitting of the node. During the initial outfitting, Terry Virts and Kay Hire prepared the Cupola for its move from the end of Node 3. While that was going on spacewalkers Bob Behnken and Nick Patrick re-sized and repaired Bob Behnken's original suit for use by Nick Patrick, after a small problem with a fan was discovered. Once that task was complete the pair began getting their tools ready for the second of three spacewalks. Throughout the day there were 2 PAO events, the first was a special event conducted by Capcom Mike Massimino. Massimino asked Bob Behnken and Nick Patrick questions he received through his Twitter account. Later in the day Kay Hire and Terry Virts took questions from the Associated Press, CBS News and Reuters. At the end of the day the whole crew conducted another EVA procedures review in preparation for EVA2. February 14 (Flight Day 7: Spacewalk 2) The second of three spacewalks was completed on flight day 7. Bob Behnken and Nick Patrick were able to complete all their planned tasks in 5 hours and 54 minutes. The tasks included installing ammonia coolant loops, thermal blankets to protect the ammonia hoses, outfitting the Earth-facing port of Tranquility for the Cupola, install handrails and a non-propulsive vent valve (NPV). During the connection of one of the ammonia hoses, a small amount of ammonia leaked out of a quick disconnect valve and floated towards Nick Patrick. Procedures called for a "bake-out" while Patrick worked during the sunlit portion of the orbit, and a contamination test in the airlock. The bake-out happened at the end of the spacewalk. While the spacewalk was happening, Terry Virts and Kay Hire along with ISS commander Jeff Williams, Soichi Noguchi and T.J. Creamer, continued outfitting the Tranquility module. This included setting up the ventilation system, connecting electrical and computer cables and configuring racks. They confirmed lights and