Fratton. By 1914, with the threat of the First World War and an urgent need to expand railway freight sidings in Fratton, the loss-making Southsea Railway branch line was closed to passengers on 6 August 1914 and became an overflow freight siding, and never reopened. After the war, Fratton & Southsea reverted to its original name of Fratton on 1 December 1921. The Southsea name was later reused to rename the main Portsmouth Town station in 1925, to Portsmouth & Southsea. After the Motive power depot closed in the late 1950s, some former sidings were used during the withdrawal of the South West Trains greyhound fleet around 2003. The same sidings were then used in 2007 and in 2009 for freight trials, this involved DB Schenker Rail (UK) hauling small container trains to and from Eastleigh. The Idea was abandoned in 2010 due to running costs. Portsmouth Area Resignalling (PARS) The Portsmouth Area Resignalling project was instigated in late 2006, aiming to improve the flexibility of the track layout in the Fratton area. Platform 1 became the Up Main, Platform 3 became the Down Main with Platform 2 as a bidirectional through platform (although the main function of platform 2 is down line trains). Prior to the project, trains could not reverse south to north at Fratton in service. The work, scheduled by Network Rail to take place between 23 December 2006 and 4 February 2007, was subject to a massive overrun. The works were first extended six weeks into mid-March 2007 but in late February it became obvious that there were major problems with the new equipment being installed by the contractor Siemens AG. Until 1 April 2007 there were only three trains per hour between Fratton and Portsmouth Harbour with the remaining services terminating at Fratton and passengers using a replacement bus service. After 2 April 2007 there were five trains per hour running between Fratton and Portsmouth - three South West Trains services, one Southern service and one Great Western Railway service with some services still terminating at Fratton with passengers forced to change to continue their journey. The 'six-week project' was eventually completed in October 2007 - some ten months after it started. New footbridge A new footbridge is now operational, linking the island platform (platforms 2 and 3) with the Up Main platform (1). This has stairs and lifts to allow disabled users full access