scheme. Site progress Throughout September to November 2005, the last office block located on the site, Wettern House, was slowly demolished under a protective wrapper to protect the rail infrastructure and surrounding buildings. Between February and April 2006, the site was cleared of all occupiers (car parks and car rental, etc.) with the exception of the Warehouse Theatre, with new hoardings now marking the boundaries of the main site. Stanhope Schroders now own large parcels of land to the north of the main site as well as office blocks in Croydon's central business district. July and August 2007 saw the company Mace appointed as site managers by Stanhope. Further clearance works (enabling works) are now underway. Final designs of all buildings are being worked up by Foster + partners prior to foundations being dug this Autumn. During September 2007, a new branding for the development took shape and all hoardings were brought up to standard ready for the commencement of works. Meanwhile, Croydon Council was under significant pressure to agree the final 'technical' planning conditions (such as the lighting scheme, drainage etc.) to enable the Stanhope Scheme to commence its construction phase. On 12 September 2007, Stanhope announced that the scheme would be renamed Ruskin Square. In October 2007, Croydon council continued to sit on the release of the final planning obligations on the Ruskin Square development. It is not known if the delay was connected to the public inquiry / Arrowcroft. On 2 June 2006, Stanhope and Schroders were granted formal planning permission for their proposed Gateway scheme. Ms Ruth Kelly, Secretary of State for Communities and Local Government endorsed the report of the local planning inspector and granted permission. The planning inspector Keith Durrant said of the scheme: The new Conservative administration which took over in Croydon in May 2006 endorsed competing Arrowcroft project, which enabled the Compulsory Purchase Order by which the Council planned to acquire the site to enable its development with Arrowcroft to proceed, to be made in January 2007. The CPO was dealt with separately from the issue of compensation, which will assess the compensation value of the site to be paid, potentially in proceedings in the Lands Tribunal if the order is confirmed. The gap in value is currently around £50Million. Arrowcroft assumed a purchase price of £25Million and Stanhope nearer £80Million as a selling price. Nevertheless, assumptions had to be made about