focalism, proposes that people fall victim to the planning fallacy because they only focus on the future task and do not consider similar tasks of the past that took longer to complete than expected. As described by Fred Brooks in The Mythical Man-Month, adding new personnel to an already-late project incurs a variety of risks and overhead costs that tend to make it even later; this is known as Brooks's law. The "authorization imperative" offers another possible explanation: much of project planning takes place in a context which requires financial approval to proceed with the project, and the planner often has a stake in getting the project approved. This dynamic may lead to a tendency on the part of the planner to deliberately underestimate the project effort required. It is easier to get forgiveness (for overruns) than permission (to commence the project if a realistic effort estimate were provided). Such deliberate underestimation has been named by Jones and Euske "strategic misrepresentation". Apart from psychological explanations, the phenomenon of the planning fallacy has also been explained by Taleb as resulting from natural asymmetry and from scaling issues. The asymmetry results from random events giving negative results of delay or cost, not evenly balanced between positive and negative results. The scaling difficulties relate to the observation that consequences of disruptions are not linear, that as size of effort increases the error increases much more as a natural effect of inefficiencies of larger efforts' ability to react, particularly efforts that are not divisible in increments. Additionally this is contrasted with earlier efforts being more commonly on-time (e.g. the Empire State Building, The Crystal Palace, the Golden Gate Bridge) to conclude it indicates inherent flaws in more modern planning systems and modern efforts having hidden fragility. (For example, that modern efforts – being computerized and less localized invisibly – have less insight and control, and more dependencies on transportation.) Bent Flyvbjerg and Dan Gardner write that planning on government-funded projects is often rushed so that construction can begin as soon as possible to avoid later administrations undoing or cancelling the project. They say a longer planning period tends to result in faster and cheaper construction. Methods for counteracting Segmentation effect The segmentation effect is defined as the time allocated for a task being significantly smaller than the sum of the time allocated to individual smaller sub-tasks of that task. In a study performed by