level of negligence on the part of concerned authorities the canal is yet to start. From 2012 till 2019 it's almost 7 years that the canal has been delayed for various reasons. Agriculture Engineer Engr. Salah Ud Din explained that the project has been delayed due to the following key reasons which should be addressed as soon as possible for the early completion of the project. Practicing of both sophisticated Canal Irrigation System as well as allowing Rodh Kohi floods into modern/ under establishing/ under construction WCs i.e. Non-segregation of primitive Rodh Kohi flood and modern / sophisticated Canal Irrigation system. Check damming in Rods and flood diversions to WCs (Under Progress / Completed sites), Eventually damages of WCs due to Rodh Kohi flooding, ·Non-cooperation of farmers / not letting field teams for constructions on WCs & road sites. Moreover, the following Rodh Kohi Nullahs are directly hitting the WCs of GZD-CADP; Gomal Nullah, Rodh Looni, Korr Nullah,Sharrana I, Sharrana II, Kala Pani Rodh of Rori, Kala Pani Kot Zafar Baladasti Way out: Clear-cut segregation of sophisticated canal irrigation system and primitive Rod-Kohi Nullahs. Complete ban on check damming / flooding, diversion of flood on watercourse sites, Illegal cuts, pipes, siphon tubes, and heavy machinery crossings. Enlistment and to work out the deprived farmers from canal irrigation system by a joint team of Revenue and Irrigation Departments. To address the issue on technical basis and arrangement of irrigation / water system on sustainable engineering grounds/ parameters. In case of unavoidable circumstances, a joint irrigation / regulation system to apply the minimum amount of water to avoid damages to watercourses and the canal irrigation system. As well as identification of sites to install the underground pipes (as a cross drainage structure) to pass on flood water across the watercourse/Distributary/Minor sites. District administrative support to convince farmers to allow for working tracks (along with open drain on both sides) of watercourse pads. This is the final way out to complete the tertiary / watercourse irrigation system under GZD-CADP. The land that is to be irrigated by Waran Canal is fertile enough not to cater only to the need of food of the local area but rather will contribute to the national exchequer. District Tank is one of the most backward districts of KP and even the people have an acute problem of access to clean drinking water and the operationalization of the