June 3, 2009. For the first time, live status updates about the FRR were published periodically during the meeting via NASA's Twitter stream. Launch attempts The launch countdown began June 10, 2009, but on June 13, 2009, as tanking was underway, a gaseous hydrogen leak on a vent line near the Ground Umbilical Carrier Plate was observed, and the June 13, 2009, launch was scrubbed at 00:26 EDT. As liquid hydrogen fuel is pumped in, some of it boils off as the extremely cold liquid enters the warm external tank. The vent line valve controls the resulting buildup of gas pressure by allowing excess gas to escape into a ground-side vent line, which leads to a flare stack at a safe distance away from the pad. A similar leak situation was seen during the first launch attempt of STS-119. NASA managers met on June 14, 2009, and June 15, 2009, and evaluated the leak, discussed steps that had to be taken, and set a new launch date of June 17, 2009, at 05:40 EDT. A second launch attempt was made on June 17, 2009, for which NASA moved the planned launch of the Lunar Reconnaissance Orbiter to a new date. On June 17, 2009, loading of the shuttle's external tank with liquid hydrogen and liquid oxygen was delayed three hours due to poor weather around the launch site, but tanking began once the weather cleared. Approximately two hours after tanking began, engineers saw leak indications in the GUCP similar to those seen during the first launch attempt. The launch was officially scrubbed at 01:55 EDT. Following the launch scrub, Chairman of NASA's Mission Management Team LeRoy Cain noted that engineers would work to understand the hydrogen leak issue and come up with a solution to the problem. Cain said managers were hopeful that the issue could be resolved in time for the next available launch opportunity on July 11, 2009. Due to the delay of STS-127, managers noted that it was likely that the launch of STS-128 on August 7, 2009, would be pushed back slightly. [[File:Space Shuttle Endeavour lightning strike.jpg|right|thumb|Lightning strikes Endeavour'''s Launch Pad.]] On July 1, 2009, the shuttle managers conducted a new series of tanking tests to confirm a hypothesis that a misaligned vent port housing was the root cause of the leaks. The existing rigid seal was replaced with a flexible one in the hope that