on 22 June 2012. Under the final proposal, the former Hung Hom Freight Yard adjacent to Hung Hom station will be converted into stabling sidings for Sha Tin to Central Link trains, and new access tracks will be constructed to link the Sha Tin to Central Link with the former Hung Hom Freight Yard. Central South station was excluded in the modified plan, as no suitable sites had been found. One station at Hin Keng (just south of Tai Wai) was added to the proposal afterwards, to alleviate congestion at Tai Wai station. Expected commencement The original commencement date of Phase 1 was 2018; Phase 2 was expected to be completed in 2020 or 2021. Some of the construction work of Phase 2 has followed the completion of Wan Chai Reclamation Phase 2 and Central–Wan Chai Bypass, as there are overlaps between station and tunnels. In November 2014, Secretary for Transport and Housing Anthony Cheung revealed that the project would be delayed by at least another 11 months, caused by archaeological Work at To Kwa Wan station (now renamed as Sung Wong Toi station), and extra enabling works at Exhibition Centre station for topside development. At that time, the authority submitted a document to the Legislative Council, stating Phases 1 and 2 would be completed in 2019 and 2021 respectively. However, the opening was delayed again due to construction quality problems at Hung Hom station. In January 2020, Secretary for Transport & Housing Frank Chan announced the "Tuen Ma line Phase 1" would be open on 14 February 2020, the rest of the Tuen Ma line would open on 27 June 2021, and the MTR expects the opening of the East Rail line extensions by June or July 2022, but is subject to change. On 3 May 2022, MTR officially announced that the East Rail Line extension would open on 15 May 2022. Hung Hom station scandal In 2018, a whistleblower leaked information to the Hong Kong media stating that the construction quality at the Hung Hom station was substandard. Namely, the threaded steel bars that were supposed to link to each other were cut so that they would fit into couplers without actually connecting to the full extent. This raised concerns that the platform is not as strong as it was designed to be. Although initially denying the allegations, the MTR and the contractor Leighton Asia later confirmed them,