were spliced to form a traveler, a lengthy loop of wire connecting the towers, which was driven by a steam hoisting engine at ground level. The wire was one of two that were used to create a temporary footbridge for workers while cable spinning was ongoing. The next step was to send an engineer across the completed traveler wire in a boatswain's chair slung from the wire, to ensure it was safe enough. The bridge's master mechanic, E.F. Farrington, was selected for this task, and an estimated crowd of 10,000 people on both shores watched him cross. A second traveler wire was then stretched across the span, a task that was completed by August 30. The temporary footbridge, located some above the elevation of the future deck, was completed in February 1877. By December 1876, a steel contract for the permanent cables still had not been awarded. There was disagreement over whether the bridge's cables should use the as-yet-untested Bessemer steel or the well-proven crucible steel. Until a permanent contract was awarded, the builders ordered of wire in the interim, 10 tons each from three companies, including Washington Roebling's own steel mill in Brooklyn. In the end, it was decided to use number 8 Birmingham gauge (approximately 4 mm or 0.165 inches in diameter) crucible steel, and a request for bids was distributed, to which eight companies responded. In January 1877, a contract for crucible steel was awarded to J. Lloyd Haigh, who was associated with bridge trustee Abram Hewitt, whom Roebling distrusted. The spinning of the wires required the manufacture of large coils of it which were galvanized but not oiled when they left the factory. The coils were delivered to a yard near the Brooklyn anchorage. There they were dipped in linseed oil, hoisted to the top of the anchorage, dried out and spliced into a single wire, and finally coated with red zinc for further galvanizing. There were thirty-two drums at the anchorage yard, eight for each of the four main cables. Each drum had a capacity of of wire. The first experimental wire for the main cables was stretched between the towers on May 29, 1877, and spinning began two weeks later. All four main cables were being strung by that July. During that time, the temporary footbridge was unofficially opened to members of the public, who could receive a visitor's pass; by August 1877 several