the cure-notice issues would delay the program and increase costs. Citing Lockheed's inability to meet the production timeline, the Army canceled the AH-56 production contract on 19 May 1969, but retained the development contract in hopes that the issues could be resolved. In September 1969, Cheyenne prototype #10 (s/n 66-8835) underwent wind tunnel testing at NASA Ames Research Center, to research the half-P hop and drag issues. The engineers did not realize that the fixed mounts used to secure the aircraft in the wind tunnel would not allow the helicopter to move relative to the rotor, as it did in flight. As a result, there was no natural damping of the rotor pitching motion. The remote controllers' lack of sensory feedback from helicopter compounded the situation. During high speed testing to replicate the half-P hop vibration, the rotor oscillations quickly accelerated out of control and struck the tail boom, resulting in the destructive breakup of the helicopter. Lockheed worked on modifying the AH-56 design to address the vibration and other issues. As a precaution, Cheyenne #9 (s/n 66-8834) was fitted with an ejection seat for the pilot after the March accident. The downward firing ejection seat was placed in the forward seat in place of the gunner's station. This prototype would be used for all remaining envelope expansion flights. Prototype #9 also received an upgraded transmission and drivetrain, and a hinged rear canopy in place of the original sliding canopy around 1970. The new transmission allowed the T64-GE-16 turboshaft engine output to be increased from a derated 3,435 horsepower (2,561 kW) to 3,925 horsepower (2,927 kW). The new canopy eliminated the canopy vibrations. Cheyenne prototype #6 (s/n 66-8831) began conducting weapons testing at Yuma Proving Ground, Arizona, demonstrating the ability for the gunner and pilot to accurately fire on separate targets on each side on the helicopter. Towards the end of 1970, the Army funded work on TOW missile guidance and night sighting systems. Prototypes #6 and #9 were also tested and evaluated at Yuma Proving Ground from 30 January to 23 December 1971, to determine if stability and control systems were sufficient. Deficiencies were identified in lateral directional stability, uncommanded motion during maneuvering, high vibration, and poor directional control during sidewards flying. Following the testing at Yuma, prototype #9 received the improved T64-GE-716 engine producing 4,275 shp (3,188 kW) and the planned production version of the ICS system. With