scaffolding specialist Georg Leib of Munich donated the scaffolding on 22 July 1902. In autumn 1902, work began on clearing the site. The fragments of the loggetta, including columns, reliefs, capitals, and the bronze statues, were carefully removed, inventoried, and transferred to the courtyard of the Doge's Palace. Bricks that could be used for other construction projects were salvaged, whereas the rubble of no use was transported on barges to the open Adriatic where it was dumped. By spring 1903, the site had been cleared of debris, and the remaining stub of the old tower was torn down and the material removed. The pilings of the medieval foundation were inspected and found to be in good condition, requiring only moderate reinforcement. The ceremony to mark the commencement of the actual reconstruction took place on 25 April 1903, St Mark's feast day, with the blessing by the patriarch of Venice Giuseppe Sarto, later Pope Pius X, and the laying of the cornerstone by Prince Vittorio Emanuele, the count of Turin, as the king's representative. For the first two years, work consisted in preparing the foundation which was extended outward by on all sides. This was accomplished by driving in 3076 larch piles, roughly in length and in diameter. Eight layers of Istrian stone blocks were then placed on top to create the new foundation. This was completed in October 1905. The first of the 1,203,000 bricks used for the new tower was laid in a second ceremony on 1 April 1906. To facilitate construction, a mobile scaffold was conceived. It surrounded the tower on all sides and was raised as work progressed by extending the braces. With respect to the original tower, structural changes were made to provide for greater stability and decrease the overall weight. The two shafts, one inside the other, were previously independent of each other. The outer shell alone bore the entire weight of the belfry and spire; the inner shaft only partially supported the series of ramps and steps. With the new design, the two shafts were tied together by means of reinforced concrete beams which also support the weight of the ramps, rebuilt in concrete rather than masonry. In addition, the stone support of the spire was replaced with reinforced concrete, and the weight was distributed on both the inner and outer shafts of the tower. The tower itself was completed on 3 October 1908.