Boeing announced that it was reassessing the 747-8 project. Chief executive Jim McNerney stated that continuation of the project was not a foregone conclusion, and that the company was assessing various options. On July 21, 2009, Boeing released a photograph of the first cargo airplane, its fuselage and main wing assembled. In October 2009, Boeing announced that it had delayed the first flight on the 747-8 until the first quarter of 2010 and delayed 747-8I delivery. The company took a US$1-billion charge against its earnings for this delay. In response, launch customer Cargolux stated it still intended to take delivery of the thirteen freighters it had ordered; Lufthansa confirmed its commitment to the passenger version. On November 12, 2009, Boeing announced that Cargolux's first airplane was fully assembled and entering the Everett plant's paint shop. It was to undergo flight testing prior to delivery. On December 4, 2009, Korean Air became the second airline customer for the −8I passenger model, with an order for five airliners. On January 8, 2010, Guggenheim Aviation Partners (GAP) announced the reduction of its −8F order from four to two aircraft. In March 2011, Korean Air converted options into a firm order for two additional −8 freighters. It received its first -8i in late August 2015. Flight testing and certification The first engine runs were completed in December 2009. Boeing announced the new model had successfully completed high-speed taxi tests on February 7, 2010. On February 8, 2010, after a 2.5-hour weather delay, the 747-8 Freighter made its maiden flight, taking off from Paine Field, Washington at 12:39 PST, and landed at 4:18 pm PST. Boeing estimated that more than 1,600 flight hours would be needed in order to certify the . The second test flight in late February, a ferry flight to Moses Lake, Washington, tested new navigation equipment. Further flight testing was to take place in Moses Lake, conducting initial airworthiness and flutter tests, before moving to Palmdale, California, for the majority of flight tests so as to not interfere with 787 flight tests based out of Boeing Field in Seattle. By March 11, 2010, the 747-8F had flown thirteen flights covering a total of 33 hours. On March 15, 2010, the second 747-8F first flew from Paine Field to Boeing Field, where it was briefly based before moving to Palmdale to continue flight testing with the first −8F. On March 17 the