$50,000 development grant from the Urban Mass Transportation Administration (UMTA) for a comparative study of three PRT systems: the Monocab, Dashaveyor, and the Alden staRRcar. The Alden staRRcar was found to be the most suitable system for Morgantown. Political pressure by Senator Robert Byrd led Secretary John Volpe of the then-new United States Department of Transportation to propose that Morgantown be used as an experimental site for PRT development. President Richard Nixon had expressed strong support of the PRT concept, and Volpe was trying to arrange to have an experimental system well underway before the next presidential election, in November 1972. Examining the proposals, the UMTA decided that Alden was far too small to be able to handle the job, and arranged for the Jet Propulsion Laboratory (JPL) to take over as systems management role, signing a contract with them in December 1970. Boeing Vertol was selected to build the vehicles, Bendix Corporation supplied the control systems, and F.R. Harris Engineering would design and build the guideway, stations, and other facilities. Construction The original estimates for the system were $15–20 million. But having set a deadline based on political considerations, rather than technical, the system had to be rushed through to completion as soon as possible. JPL, used to running large engineering projects with a stepped approach, had to abandon the study stage and move the project directly to engineering tests. Numerous problems cropped up as a test system was set up at Boeing's plants, notably the requirement to heat the guideways to melt the snow that collected in the U-shaped guideways, resulting in costly changes to the design. By the time the original deadline passed, the system was already massively over-budget and nowhere near ready for buildout. Instead of a feather in Nixon's cap, the system became a political chess piece and was derided in the press as a white elephant. There were large cost overruns during the development of the system, and it was not until 1974 that the system had matured technically. Construction of the first guideway in Morgantown started that year, and was completed the next. The Phase I system began operations in 1975, with a final cost of $62 million, four times the estimate. It consisted of of guideway, 45 vehicles, 3 stations, and a maintenance/control facility. Service was interrupted during the 1978–1979 school year for a system expansion, dubbed Phase II, during which WVU