the Montauk Branch. The LIRR would be rebuilt, grade-separated, and electrified. The Richmond Hill station would be renovated for additional LIRR service, while the Hollis and Queens Village stations would be converted from side platform stations to island platform configurations. This $488 million option, to be completed by 1995, was also opposed by people living along the Montauk Branch. The suburban Glendale, Ridgewood and Middle Village communities in central Queens strongly opposed any proposals involving the Montauk Branch, which ran through their neighborhood. The ultimately agreed-on plan was to connect the tunnel to the local tracks of the IND Queens Boulevard Line, at a cost of $222 million, and a timetable of at least eight years. It was estimated that the project would attract 16,500 passengers per hour. This was the cheapest plan besides doing nothing. The MTA board approved this plan on December 14, 1984. The section of the line up to Long Island City was projected to open by the end of 1985. By June 1985, the project was again delayed indefinitely. According to The New York Times, the tunnel had originally been planned to open that year, but then inspectors found that the tube was not ready for service. The tunnels had been inundated with of water, and several girders and electrical equipment had also deteriorated. Two contractors were hired to assess the structural integrity of the tunnel, and the delay was estimated at two years. The federal government withheld $31 million of funding for the tunnel in July 1985 due to "'wholly inadequate' management of the tunnel's construction". In August 1985, at the instigation of Senator Al D'Amato, the federal government suspended funding on both the 63rd Street and Archer Avenue projects over "concerns with the construction management practices". The two projects had cost nearly $1 billion between them, of which the federal government had provided $530 million for 63rd Street and $295 million for Archer Avenue. Opening By February 1987, the MTA's contractors had concluded that the tunnel was structurally sound, although federal funding had not yet been released. The MTA approved a new plan to have the tunnel open by October 1989. The agency also proposed a $550 million, 1,500-foot connector to both the express and local tracks of the IND Queens Boulevard Line. Under the plan, the Queens Boulevard Line would be "reverse-signaled", which would accommodate Manhattan-bound trains on three out of the