is the application of operations management to the delivery of capital projects. The Project production management framework is based on a project as a production system view, in which a project transforms inputs (raw materials, information, labor, plant & machinery) into outputs (goods and services). Product-based planning Product-based planning is a structured approach to project management, based on identifying all of the products (project deliverables) that contribute to achieving the project objectives. As such, it defines a successful project as output-oriented rather than activity- or task-oriented. The most common implementation of this approach is PRINCE2. Process groups Traditionally (depending on what project management methodology is being used), project management includes a number of elements: four to five project management process groups, and a control system. Regardless of the methodology or terminology used, the same basic project management processes or stages of development will be used. Major process groups generally include: Initiation Planning Production or execution Monitoring and controlling Closing In project environments with a significant exploratory element (e.g., research and development), these stages may be supplemented with decision points (go/no go decisions) at which the project's continuation is debated and decided. An example is the Phase–gate model. Initiating The initiating processes determine the nature and scope of the project. If this stage is not performed well, it is unlikely that the project will be successful in meeting the business’ needs. The key project controls needed here are an understanding of the business environment and making sure that all necessary controls are incorporated into the project. Any deficiencies should be reported and a recommendation should be made to fix them. The initiating stage should include a plan that encompasses the following areas. These areas can be recorded in a series of documents called Project Initiation documents. Project Initiation documents are a series of planned documents used to create an order for the duration of the project. These tend to include: project proposal (idea behind project, overall goal, duration) project scope (project direction and track) product breakdown structure (PBS) (a hierarchy of deliverables/outcomes and components thereof) work breakdown structure (WBS) (a hierarchy of the work to be done, down to daily tasks) responsibility assignment matrix (RACI - Responsible, Accountable, Consulted, Informed) (roles and responsibilities aligned to deliverables / outcomes) tentative project schedule (milestones, important dates, deadlines) analysis of business needs and requirements against measurable goals review of the current operations financial analysis