Apollo 1, and they always had the assignment of being the first to fly the LM. Flight Director Gene Kranz deemed the Apollo9 crew the best prepared for their mission, and felt Scott was an extremely knowledgeable CMP. Crew members underwent some 1,800 hours of mission-specific training, about seven hours for every hour they would spend in flight. Their training even started on the day before the Apollo1 fire, in the very first Block II spacecraft in which they were originally intended to fly. They took part in the vehicle checkouts for the CSM at North American Rockwell's facility in Downey, California, and for the LM at Grumman's plant in Bethpage, New York. They also participated in testing of the modules at the launch site. Among the types of the training which the crew underwent were simulations of zero-G, both underwater and in the Vomit Comet. During these exercises, they practiced for the planned extravehicular activities (EVAs). They traveled to Cambridge, Massachusetts, for training on the Apollo Guidance Computer (AGC) at MIT. The crew studied the sky at the Morehead Planetarium and at the Griffith Planetarium, especially focusing on the 37 stars used by the AGC. They each spent more than 300 hours in the CM and LM simulators at Kennedy Space Center (KSC) and at Houston, some involving live participation by Mission Control. Additional time was spent in simulators in other locations. The first mission to use the CSM, the LM and a SaturnV, Apollo9 allowed the launch preparations team at KSC its first opportunity to simulate the launch of a lunar landing mission. The LM arrived from Grumman in June 1968 and was subjected to extensive testing including in the altitude chamber, simulating space conditions. As this occurred, other technicians assembled the SaturnV inside the Vehicle Assembly Building (VAB). The CM and SM arrived in October, but even the experienced KSC team from North American had trouble joining them together. When the lander was done with the altitude chamber, the CSM took its place, letting the LM be available for installation of equipment such as rendezvous radar and antennas. There were no lengthy delays, and on January 3, 1969, the launch vehicle was taken out of the VAB and moved to Launch Complex 39A by crawler. Flight readiness reviews for the CM, the LM, and the SaturnV were held and passed in the following weeks. Hardware Launch vehicle