improved shot deflection and also increased the effective armor thickness against penetration, the wide track, which improved mobility over soft ground, and the 76.2 mm gun, which had good armor penetration and fired an effective high-explosive round. Daimler-Benz and MAN were given the task of designing a new 30- to 35-ton tank, designated VK30.02, which resembled the T-34 hull and turret form. Like the T-34, the DB design had a rear drive sprocket. Unlike the T-34, the DB design had a three-man turret crew: commander, gunner, and loader. But as the planned L/70 75 mm gun was much longer and heavier than the T-34's, mounting it in the Daimler-Benz turret was difficult. The two designs were reviewed over a period from January through March 1942. Reichsminister Todt, and later, his replacement Albert Speer, both recommended the DB design to Hitler but a review by a special commission appointed by Hitler in May 1942 ended up selecting the MAN design. Hitler approved this decision after reviewing it overnight. One of the principal reasons given for this decision was that the MAN design used an existing turret designed by Rheinmetall-Borsig, while the DB design would have required a brand-new turret to be designed and produced, substantially delaying the commencement of production. A mild steel prototype was produced by September 1942 and, after testing at Kummersdorf, was officially accepted. It was put into immediate production. The start of production was delayed, however, mainly because there were too few specialized machine tools needed for the machining of the hull. Finished tanks were produced in December and suffered from reliability problems as a result of this haste. The demand for this tank was so high that the manufacturing was soon expanded beyond MAN to include Daimler-Benz, Maschinenfabrik Niedersachsen-Hannover (MNH) and Henschel & Sohn in Kassel. The initial production target was 250 tanks per month at MAN. This was increased to 600 per month in January 1943. Despite determined efforts, this figure was never reached due to disruption by Allied bombing, manufacturing bottlenecks, and other difficulties. Production in 1943 averaged 148 per month. In 1944, it averaged 315 a month (3,777 having been built that year), peaking with 380 in July and ending around the end of March 1945, with at least 6,000 built in total. Front-line combat strength peaked on 1 September 1944 at 2,304 tanks, but that same month a record number of 692